<p>The corbel and springer stones on both sides require replacement and this will necessitate the following works:</p>

<ul>
	<li>Operatives to apply protective sheeting to work routes and working areas.</li>
	<li>To supply &amp; erect tubular materials boards and fittings to form a tied independent access scaffold erected.&nbsp;</li>
	<li>Erected off flat roof with access towers to both sides, giving access for stonework repairs, to include fully boarded lifts with full ladder access, fully debris netted and to include a rope and wheel to the size of 1.5m x 3.5m x 2, 6m x 2m and 3m hop up to apex.&nbsp;&nbsp;</li>
	<li>Take details of the existing masonry to the gables including copings, springer stones, corbels and brickwork configuration.&nbsp;</li>
	<li>Production of replacement corbels, springer stones and copings.&nbsp;</li>
	<li>Sourcing of a replacement brick to match the existing as closely as possible.&nbsp;</li>
	<li>Removal of the copings.&nbsp;</li>
	<li>Removal of the springer stones.&nbsp;</li>
	<li>Taking down of the brick work in the area of the springers.&nbsp;</li>
	<li>Removal of the corbel stones.&nbsp;</li>
	<li>The fixing in place if the new corbel stones together with stainless steel cramps to tie back into the brickwork.&nbsp;</li>
	<li>The rebuilding of the brickwork including stainless steel brick mesh to provide additional support.&nbsp;</li>
	<li>The fixings in place of the new springer stones together with stainless steel cramps to tie back into the brickwork.&nbsp;</li>
	<li>The fixing in place of the new coping stones together with stainless steel support/restraint fixings to tie back to the building and stone-to -stone.&nbsp;</li>
	<li>To dismantle scaffolding.&nbsp;</li>
	<li>Site to be left clean and tidy.</li>
</ul>

<p>Project Note: This scaffolding is based on photos and on the assumption we can put scaffolding above the flat roof. Costs could vary when site meeting with stone specialists, scaffolding specialists&nbsp;to obtain further full information. Scaffolding is based on 4 weeks hire and extra charges will apply if errected longer than this period. Weekly scaffold inspections are included but extra costs will incur if required longer than 4 weeks.&nbsp;</p>
