<p><strong>Electrical Scope of works</strong></p><ul><li>operatives to attend site and sign in</li><li>all required isolations to be in place</li><li>2 no. Floor boxes to be relocated (drawing to be issued by jci Project manager)</li><li>7 no. lights to be relocated to suit new layout as shown on issued drawings</li><li>1 no. heater battery supply to be discinnected from the local connection point</li><li>1 no. heater battery supply to be relocated</li><li>1 no. light switch and cabling to be removed back to LCM</li><li>1 no. light switch to be relocated to the agreed location</li><li>Prologik engineer to attend site and commission new lighting and switching arrangement</li><li>Lux levels to be taken in work area before and after works</li></ul><p><strong>mechanical Scope of works</strong></p><ul><li>operatives to attend site and sign in</li><li>all required isolations to be in place.</li><li>The existing VAV system is to be modified to suit the new layout, as detailed on the drawings.</li><li>The existing VAV Unit is provided with 2 No existing electric heater batteries. One of the existing electric<br />heater batteries is to be stripped out carefully with all associated controls and shall be given back to the<br />Deutsche Bank FM team.</li><li>The second electric heater battery shall be relocated as shown on themechanical drawing.</li><li>Allow for duct modifications where required.</li><li>The existing small meeting rooms are each provided with a wall mounted temperature sensor. 1No<br />sensor is to be stripped out with the associated electric heater battery while the other sensor shall be<br />retained, and relocated to suit the new position as shown on drawings.</li><li>The contractor shall allow to rebalance the existing VAV unit TB/5/70 if the validated duty is different from<br />the below existing duty.<br />VAV TB/5/70: Vmax: 104 l/s, Vmin: 70 l/s with primary air temperature of 13oC under full cooling.</li><li>The BMS graphics are to be updated both on the local BMS and the BOCC. The graphics are to be<br />updated to represent the space plan changes, the revised control strategy and the new commissioned figures. ( bms works are carried out by others)</li></ul><p><strong>Builders Works</strong></p><ul><li>protection to be laid&nbsp;and uplifted for the duration of works</li><li>once walls have been relocated by other decorators to strip existing wall vinyl graphics</li><li>decorators&nbsp;to make good walls as needed</li><li>new muraspec g100 to be installed to all walls (approximately 18M by 2.7M)</li><li>walls to be decorated using ral 9016</li><li><strong>perimeter walls and columns to be painted as agreed onsite</strong></li><li>once floor boxes have been relocated carpet layer to uplift existing carpet tiles ( to be removed from site and disposed)</li><li>free issued carpet to be installed to suit the new office layout</li><li>site to have a builders clean at the end of each weekend.</li></ul><p><strong>Below is a rough guideline&nbsp;to what trades will be on site at various time throughout the project.</strong></p><p><strong>Weekend 1 -&nbsp;25th&nbsp;of April - 26th&nbsp;of April</strong></p><p><strong>Saturday&nbsp;</strong></p><ul><li>1no Electrician</li><li>1no Labourer</li><li>2no Mechanical Engineers&nbsp;</li><li>1no Ceiling Fixer&nbsp;</li></ul><p><strong>Sunday&nbsp;</strong></p><ul><li>2no Electricians&nbsp;</li><li>2no Mechanical Engineers&nbsp;</li><li>1no Ceiling Fixer&nbsp;</li><li>1no Labourer&nbsp;</li></ul><p><strong>Weekend 2 - 2nd of May - 3rd of May</strong></p><ul><li>1no Labourer&nbsp;</li><li>1no Ceiling Fixer&nbsp;</li><li>1no Electrician&nbsp;</li><li>Prologik&nbsp;Engineer</li><li>1no Mechanical Engineer</li></ul><p><strong>Monday May 4th&nbsp;</strong></p><ul><li>2no Decorators&nbsp;</li></ul><p><strong>Wednesday 6th May&nbsp;</strong></p><ul><li>2no Decorators&nbsp;</li></ul><p><strong>Thursday 7th May</strong></p><ul><li>2no Decorators&nbsp;</li><li>1no Floor Layers&nbsp;</li></ul><p><strong>Electrical Works&nbsp;</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;1544.00</strong></p><p><strong>Materials - &pound;250.00</strong></p><p><strong>Prologik&nbsp;commissioning engineer - &pound;1,350.00</strong></p><p><strong>Mechanical Works&nbsp;</strong></p><p><strong>Labour &pound;1,815.00</strong></p><p><strong>Materials &pound;1040.00</strong></p><p><strong>Builders Works -&nbsp;</strong></p><p><strong>Labour&nbsp;&pound;1536.00</strong></p><p><strong>Decorators Labour &nbsp;- &pound;2304.00</strong></p><p><strong>Materials &pound;1260.00</strong></p><p><strong>Ceiling works&nbsp;&nbsp;Labour&nbsp;- &pound;2,028.00</strong></p><p><strong>ceiling materials - &pound;2,000.00</strong></p><p><strong>Floor Layer - &pound;386.00</strong></p><p><strong>Materials &pound;1,521.00</strong></p><p><strong>Protection - &pound;250.00</strong></p><p>&nbsp;</p><p>&nbsp;</p><p><strong>an O&amp;M manual will be produced at the end of this project this will cost &pound;180.00</strong></p><p>&nbsp;</p>