<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Install polythene containment curtain to work areas.</li><li>Supply and install new metal frame grid supported&nbsp;to existing ceiling system.</li><li>Form frame work in new ceiling grid for new access hatches.</li><li>Supply and install&nbsp;12.5mm British gypsum M/F plasterboard ceiling to reception entrance bulkhead.</li><li>Apply plasterboard scrim to joints and apply 3no coats of jointing compound.</li><li>Sand down surfaces in preparation of painting.</li><li>Apply decorators caulk to all perimeters.</li><li>Apply 1no mist coat to ceiling area.</li><li>Apply 2no coats of Dulux Ral 9016 diamond matt emulsion to ceiling areas and wall elevations within the reception area.</li><li>Remove and uplift all protective sheeting, deep clean area&nbsp;and leave work area in clean &amp; tidy condition.</li><li>All plant and materials removed from site.</li></ul><p>&nbsp;</p><p><strong>Price Breakdown</strong></p><p><strong>Labour&nbsp;Thursday 2nd April &pound;1152.00 x 3no operatives</strong></p><p><strong>Labour&nbsp;Friday 3rd April &pound;2259.00 3no ceiling fixers, 1no supervisor &amp; 1no labourer.</strong></p><p><strong>Labour&nbsp;Saturday 4th April &pound;1652.00 2no jointer 1no supervisor &amp; 1no labourer</strong></p><p><strong>Labour Sunday 5th April &pound;1252.00 1no Jointer 1no supervisor &amp; 1no labourer</strong></p><p><strong>Labour&nbsp;Monday 6th April &pound;1920.00 3no&nbsp;Decorators 1no supervisor &amp; 1no labourer</strong></p><p><strong>Materials &pound;1660.00</strong></p><p><strong>Protection &pound;400,00</strong></p><p><strong>Waste &pound;100.00</strong></p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>