<p style="margin-bottom:11px"><b><u>Solid Block wall</u></b></p>

<p style="margin-bottom:11px">A scaffold will be erected within the warehouse area and run full height with working platforms, to enable continued access within the warehouse horizontal bracing shall be installed to the opposite wall.</p>

<p style="margin-bottom:11px">Within the both offices located within the first floor temporary partition walls are to be erected and sections of suspended ceilings will require to be dismantled and set aside for reuse. The internal walls will require to be re-plastered and decorated on completion of the new blockwork. The internal staircase will also require an internal scaffold for access at high level to remove the ceiling and internal wall removal/ replacement along with re-plastering and decorating. On completion of the erection of the scaffold, bricklayers to commence with the removal of the existing top 10 number courses within the 2 effected bay areas. Install wall starters to existing beams and ties to existing blockwork as per structural engineer&rsquo;s instruction. Commence with the building of new walls.</p>

<p style="margin-bottom:11px">On completion re- plaster internal walls within the 2 no. office areas and the staircase area.</p>

<p style="margin-bottom:11px">Decorators to paint and decorate newly plaster walls to match the existing interiors of the offices and walls, ceiling fixers to re-instate ceiling and carpenter to install new skirting.</p>

<p>On completion, strike access scaffold and leave site in and clean and tidy condition&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</p>

<ul>
	<li>Operatives to apply protective sheeting to work routes and working areas.</li>
	<li>&nbsp;</li>
	<li>Site to be left clean and tidy.</li>
</ul>
