<p>Please find our quote as follows based on the recent survey undertaken. We have allowed to carry out the decoration works, carpet replacement and replacement of all corridor areas, stairwell&rsquo;s, dining room, lounge areas, entrance lobby and front office.</p><p>The quote is based on&nbsp;the works being undertaken in and out of normal working hours detailed around the resident&rsquo;s schedules and the homes activities. We have selected Dulux mat emulsion (colours to be confirmed) for durability and longevity. The flooring we have priced for a selection of medium to high foot traffic wearing carpet, carpet tiles and Karndean laminate (colours to be confirmed). The ceiling tiles and grid structure we have selected is Armstrong plain white tile pattern.&nbsp;&nbsp;</p><p>We have allowed for the installation of protection within all work areas and to furniture that are within the vicinity of work areas and walkways. We have allowed to move and replace standard items of furniture for access.To reduce the risk of any air borne dust, we have allowed for the use of a dust extract system which is connected directly to the sanders for light sanding.To minimize any disruption we have allowed for the use of podiums, hop ups and suitable access equipment within space restricted areas perimeter walls and ceilings. While replacing carpets and flooring along&nbsp; with ceiling tiles we will maintain that there is a constant access for residents and staff ensuring all trip hazards are eliminated and kept to a minimum. We envisage these works to be undertaken over a 10-12 week period based on an agreed programme of works.</p><p>&nbsp;</p><p><strong>Carpets &amp; flooring</strong></p><ul><li>Operatives to apply signage, barriers and protective sheeting to work routes and working areas.</li><li>Operatives to uplift existing carpet tiles and transfer to safe area for disposal.</li><li>Operatives to prepare all floor surfaces and make good, apply tackifier and install new floor tiles, when installing carpet remove gripper rods and install new before installing new carpet.</li><li>In areas where laminate flooring is to be installed, once existing carpets are removed and surfaces have been inspected apply latex self-levelling compound to required areas and once dry commence with the installation of flooring.&nbsp;</li><li>On completion operatives to leave work area in clean and tidy condition.</li></ul><p>&nbsp;</p><p><strong>Suspended Ceilings &amp; tile replacement </strong></p><ul><li>Operatives to apply signage, barriers and protective sheeting to work routes and working areas.</li><li>Commence with the removal of existing ceiling grid, structure, tiles and lighting within corridor areas</li><li>Remove any debris on top of existing ceiling grid within area.</li><li>Commence with the installation of new 22mm main ceiling grid and supports within corridor areas, Install new lay in white ceiling tiles. Install new patrices for ceiling tiles to accommodate lighting.</li><li>Supply and install new LED down lighters within new ceiling tiles within lobbies.&nbsp;&nbsp;</li><li>Uplift protective sheeting and remove all redundant ceiling grid and tiles. Remove the existing ceiling tiles and dispose of safely and leave areas in a clean and tidy condition.</li></ul><p>&nbsp;</p><p><strong>Decorations </strong></p><ul><li>Ensure no fire escapes are blocked maintaining a constant walkway</li><li>Commence with the making good to wall and perimeter ceiling bulkheads surfaces in preparation for decorating. Lay protective sheeting to affected work area at the base of railings. Wash and clean surfaces fill, rub down and make good to all surfaces. Mask and tape frames and skirting.</li><li>Commence with the painting &amp; Decorating of all walls with 2no. Coats of Dulux matt emulsion to all corridor walls, perimeter walls, bulkheads and listed areas.</li><li>We recommend the perimeter skirting&rsquo;s, dado rails, doors, windows and all other timber works are decorated&nbsp; after to allow for masking/protection and drying times.</li><li>Video and record work areas for positioning of perimeter furniture and tables, chairs and other items for exact replacement. On completion leave wet paint signage in place. Remove works signage and safety barriers.</li><li>Uplift protective sheeting, remove all debris and leave site in a clean and tidy condition.</li></ul><p>&nbsp;</p><p>Our total cost to carry out the above works in and out of normal working hours shall be&nbsp;</p><p><strong>Breakdown Costs </strong></p><p>Decoration works inclusive of Labour &amp; materials &pound;28,650.00</p><p>Flooring replacement inclusive of Labour &amp; materials &pound;37,184.00</p><p>Ceiling and Lighting inclusive of Labour &amp; materials &pound;26,255.00</p><p>Health &amp; safety equipment &pound;1,653.00</p><p>Supervision &amp; management &pound;1,560.0</p><p>Barriers, Protection &amp; waste transfer &pound;2,374.00&nbsp;</p><p>Total cost &pound;97,676.00</p><p>&nbsp;</p>