<p>it is assumed that the cloak room will be cleared of all furniture prior to GDC arriving on site</p><p><strong>weekend 1 (decoration works)</strong></p><ul><li>operatives to attend site and sign in.</li><li>smoke isolations to be put in place before works start</li><li>signage, barriers and protection to be installed to work area and associated walking routes</li><li>existing coat hangers to be removed from site and disposed of.</li><li>all walls within cloak room to have new Muraspec vinyl wall paper installed ( wall paper adhesive to be left to cure for 12 hours)</li><li>walls to have 3 no. coats of ral 9016 vinyl matt emulsion.</li><li>skirting&nbsp;and door frame to be decorated&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p><strong>weekend 2 (Bespoke coat rails)</strong></p><ul><li>operatives&nbsp;to attend site and sign in.</li><li>smoke&nbsp;isolations&nbsp;to be put in place before works start</li><li>signage, barriers and protection to be installed to work area and&nbsp;associated&nbsp;walking routes</li><li>bespoke coat rails to be assembled on site and installed to cloak room</li><li>ceilings to have a sugar soap clean</li><li>numbered hangers ( 200) to be installed to coat rails</li><li>2 no. sets of bespoke plastic discs numbered 1 - 200 ( with deutsche bank symbol one side) to be left with the CBRE&nbsp;duty manager)</li><li>site to be left clean and tidy</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be</strong></p><p><strong>BREAKDOWN</strong></p><p><strong>Labour - &pound;2,510.00+VAT</strong></p><p><strong>Materials - &pound;6,145.00+VAT</strong></p><p><strong>Waste - &pound;50.00+VAT</strong></p><p><strong>Protection - &pound;75.00+VAT</strong></p><p><strong>O&amp;M manual - &pound;180.00+VAT</strong></p>