<p>To provide materials and labour for the protection of 8 number passenger escalators&nbsp;within canary wharf station in accordance with the mock up agreed on the&nbsp;26/07/2016.Our quotation allows for labour and materials to protect escalator 10,11,12,13&nbsp;during the first visit, then dismantle and relocate the escalator protection to escalators&nbsp;14,15,16,17 during a second attendance visit.At completion of the works all materials to&nbsp;be removed and to be left in clean condition.</p><ol><li>To deliver materials into canary wharf contractors compound (out of working&nbsp;hours) and transfer to -1 platform.</li><li>Operatives to load out materials to platform levels.</li><li>Operatives to apply bubble wrap protection to glass and balustrades on&nbsp;escalators.</li><li>Install corex protection to full length of escalators.</li><li>Apply&nbsp;Monoflex&nbsp;sheeting to escalator stair area.</li><li>Operatives to protect floor treads with 18 mm fire rated plywood sheeting and stair<br />risers with 8mm plywood fixed with fire rated battens.</li><li>Apply 100 mm Kings pan insulation protection to central consul between<br />escalators.</li><li>On completion of works materials to be dismantled and transferred to -1 for<br />collection ( to be transferred from - 1 out of working hours).</li><li>On completion site to be left clean and tidy.</li></ol><p><strong>Price Breakdown</strong></p><p><strong>Materials (PURCHASED)</strong></p><ul><li>Fire rated plywood and battens <strong>&pound;3,906.00</strong></li><li>Kingspan <strong>&pound;1,289.00 </strong></li><li>Bubble wrap and&nbsp;monoflex <strong>&pound;1,270.00</strong></li><li>Corex &amp; tape <strong>&pound;948.00</strong></li><li><strong>Total: &pound;7,413.00</strong></li></ul><p><strong>Stage 1 Visit 1 (WORKS COMPLETED)</strong></p><ul><li>Delivery and transportation of materials to -1 platform: 2 vehicles (&pound;280.00) plus&nbsp;4 operatives (&pound;812.00) for 1 night = <strong>&pound;1,092.00</strong></li><li>3 operatives to load out materials on the 2 platform levels =&nbsp;<strong>&pound;630.00</strong></li><li>North escalator 10 and escalator 11 Labour 2no. carpenters and 2no. multi skilled&nbsp;operatives for 3 days per pair of escalators =&nbsp;<strong>&pound;2,982.00</strong></li><li>West escalator 12 and escalator 13 Labour 2no. carpenters and 2no. multi skilled operatives for 3&nbsp;days per pair of escalators =&nbsp;<strong>&pound;2,982.00</strong></li><li>GDC Supervisor of Labour: <strong>&pound;1,632.00</strong></li><li><strong>Total: &pound;9,318.00</strong></li></ul><p><strong>TO DATE COMPLETED WORKS TOTAL: &pound;16,731.00</strong></p><p><strong>Stage 2 Visit 2 (WORKS NOT YET UNDERTAKEN)</strong></p><ul><li>Dismantle and relocate to area of escalator 14,15,16 &amp; 17 Labour 4no. operatives for 2 days =&nbsp;<strong>&pound;1,680.00</strong></li><li>North escalator 14 and escalator 15 Labour 2no. carpenters and 2no. multi skilled for 2&nbsp;days =&nbsp;<strong>&pound;1,739.00</strong></li><li>South escalator 16 and escalator 17 Labour 2no. carpenters and 2no. multi skilled for 2&nbsp;days =&nbsp;<strong>&pound;1,739.00</strong></li><li>On completion 4no. operatives for 1 day to transfer to -1 platform =&nbsp;<strong>&pound;840.00</strong></li><li>Night time collection 2 vehicles, 4no. operatives for 1 night =&nbsp;<strong>&pound;812.00</strong></li><li>Transport =&nbsp;<strong>&pound;280.00</strong></li><li>Waste #&nbsp;<strong>&pound;300.00</strong></li><li>GDC&nbsp;Supervisor of Labour&nbsp;=&nbsp;<strong>&pound;1,632.00</strong></li><li><strong>Total: &pound;9,022.00&nbsp;</strong></li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>