<p><strong>Toilet&nbsp;to drying room&nbsp;conversion:</strong></p><ul><li>Operatives to attend site and sign in.</li><li>Site protection to be installed to work area and transport routes.</li><li>Toilets and sinks to be isolated locally and removed from the area.</li><li>water supplies to be capped of back to 150mm of main branch. (we have allowed a provisional sum for these unknown works)</li><li>Toilet cubicles to be removed and disposed of.</li><li>Removable wall panels to be removed and disposed of.</li><li>Heater circuits to be installed from local distribution board (have allowed for 50M of 2&rdquo; cable tray and 100M of SWA LSF cable).</li><li>Fused spurs to be installed locally to new heater positions.</li><li>Ply infills to be installed to replace removable panels (flush finish )</li><li>2 no. large access hatches to be installed.</li><li>6mm backing board to be installed over existing wall coverings</li><li>Wall tiles to be installed, grouted and sealed using mastic (allowed &pound;50 a square meter to supply only all materials)</li><li>Existing floor tiling to have new grout installed (not priced to remove existing grout and GDC will not guarantee the finish)</li><li>Existing lights to be changed for LED on a like for like basis.</li><li>Install 3 no. benches to perimeters walls (benches to consist of mesh shelve and coat hooks)</li><li>Ceiling to be prepared and decorated with 2 coats of dulux anti mould paint.</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above work is &pound;17,566.00+VAT</strong></p><p>BREAKDOWN</p><p>Labour - &pound;5,250.00+VAT</p><p>Materials - &pound;7,316.00+VAT</p><p>Provisional sum - &pound;4,000.00+VAT</p><p><strong>Shower room into female toilet</strong></p><ul><li>Operatives to attend site and sign in.</li><li>Site protection to be installed to work area and transport routes.</li><li>Shower to be isolated locally and removed.</li><li>Shower tray to be uplifted and waste pipe removed back and capped off.</li><li>Water supply to be capped off back to within 150mm of main branch. (provisional sum has been allowed)</li><li>Soil pipe and water supply to be installed surface mounted and covered using ply boxing (provisional sum has been allowed for diamond drilling)</li><li>Cabling to be installed for a hand dryer, (have allowed for cable tray and cabling to local distribution board)</li><li>Floor and wall tiles to be removed and disposed of.</li><li>6mm backing board to be installed.</li><li>Floor to have latex applied (no cost has been allowed to screed the sub floor)</li><li>Walls and floor to be tiled, grouted and mastic sealed (price of &pound;50psqM has been allowed to supply materials only)</li><li>Toilet and sink to be fitted to rear wall.</li><li>Toilet tissue holder and wall soap dispenser to be installed.</li><li>1 no. dyson air blade to be installed.</li><li>Coat hook to be installed on the rear of the door.</li><li>Site to be left clean and tidy</li></ul><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Our total cost to carry out the above work is &pound;11,842.00+VAT</strong></p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->BREAKDOWN</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Labour - &pound;3,750.00+VAT</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Materials - &pound;6,092.00+VAT</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Provisional sum - &pound;2,000.00+VAT</p><p><strong>Prelims</strong></p><p>Waste - &pound;750.00+VAT</p><p>H&amp;S - &pound;250.00+VAT</p><p>&nbsp;</p><p><strong>PROJECT NOTES</strong></p><ul><li>It is assumed that other will carry out all isolations related to this project</li><li>It is assumed that parking s available onsite.</li><li>It is assumed that no block work that need core cutting is thicket than 200mm</li><li>It is assumed that the current electrical installation is suitable to take the new proposed loads.</li><li>It is assumed that pipe work is able to be capped off within 150mm pipe work should this not be possible then an agreement to be made on site.</li><li>No O&amp;M manual has been allowed for in this quotation.</li><li>No allowance has been made to carry out any form of design or drawings</li></ul>