<p>Please find our quote as follows based on the recent surveys undertaken incorporating the issued drawings and specification regarding the overall project. We have made allowances for the works to be undertaken in and out of normal working hours. We have allowed within our costs the restriction on deliveries times.</p><p>The costs submitted are based on the purchasing of the scaffold as the rental costs over a period of 10 months and longer would increase further than the purchase costs.</p><p>The scaffold is to be erected in unison on both elevations.</p><p>Our overall costs encompass the following points,</p><p><!--[if !supportLists]-->1.&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Site inductions.</p><p><!--[if !supportLists]-->2.&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Labour to transfer scaffolding/materials from delivery points to work areas (Ground&nbsp; level to&nbsp; level -5)</p><p><!--[if !supportLists]-->3.&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Materials in current platform line to be removed and relocated.</p><p><!--[if !supportLists]-->4.&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Protection to granite platform areas, staircases, lobbies, service lift and work areas</p><p><!--[if !supportLists]-->5.&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Scaffolding design drawings.</p><p><!--[if !supportLists]-->6.&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Scaffolding erection.</p><p><!--[if !supportLists]-->7.&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Scaffolding alterations</p><p><!--[if !supportLists]-->8.&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Scaffolding purchase.</p><p><!--[if !supportLists]-->9.&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Access equipment and plant</p><p><!--[if !supportLists]-->10.&nbsp;&nbsp; <!--[endif]-->Health &amp; Safety equipment&nbsp;</p><p><!--[if !supportLists]-->11.&nbsp;&nbsp; <!--[endif]-->Framework to scaffolding for fire curtain and securing.</p><p><!--[if !supportLists]-->12.&nbsp;&nbsp; <!--[endif]-->Supply and installation of new fire curtains</p><p><!--[if !supportLists]-->13.&nbsp;&nbsp; <!--[endif]-->Fire curtains on tunnel area (At each end of platform)</p><p><!--[if !supportLists]-->14.&nbsp;&nbsp; <!--[endif]-->Fire exit doors within structures</p><p><!--[if !supportLists]-->15.&nbsp;&nbsp; <!--[endif]-->Site signage.</p><p><!--[if !supportLists]-->16.&nbsp;&nbsp; <!--[endif]-->Emergency lighting &amp; signage</p><p><!--[if !supportLists]-->17.&nbsp;&nbsp; <!--[endif]-->Site plant.</p><p><!--[if !supportLists]-->18.&nbsp;&nbsp; <!--[endif]-->Waste management.</p><p><!--[if !supportLists]-->19.&nbsp;&nbsp; <!--[endif]-->Site management/supervision.</p><p><!--[if !supportLists]-->20.&nbsp;&nbsp; <!--[endif]-->Health &amp; safety compilation.</p><p>&nbsp;</p><p><strong>Costs </strong></p><p><strong>Protection</strong></p><p>We have made allowances to protect the staircases, landing and platforms. Work areas within the platforms granite will be protected with a layer of Corex to eradicate damage to the surface. A layer of ply-board will be installed for a further protection and work surface throughout all areas from delivery, transportation work routes and work areas from ground floor to minus level five.</p><p><strong>Cost &pound;96,405.00</strong></p><p><strong>Scaffolding </strong></p><p>Based on the scaffold design we have allowed to transfer scaffolding at ground level entrance via staircases to the platform. The scaffolding structure will be erected as per design to encompass the double boarding working access platform, double tear board protection, and the numerous fire doors and staircase access route and the substantial amount of kentledge counterbalancing.</p><p><strong>Cost &pound;268,844 &nbsp;</strong></p><p><strong>Full Fire Blanket</strong></p><p><strong>&nbsp;</strong>To install the Crossrail compliant fire blanket, integrated within the design to fully protect as per specification. The fire curtain to be installed as previous via steel angle and clamping system, supported and interlinked every 5 meters intervals through eyelets to maintain fire integrity throughout.</p><p><strong>Cost &pound;133,633.00 </strong></p><p><strong>Protective Hoarding </strong></p><p>To construct framework integrated within the design drawing, layered within the scaffolding and fire blanket. Full height protective hoarding to be installed to new frame work, removable fire door module systems to be incorporated within hoarding for relocation of fire exits to suit ongoing compliant works.</p><p><strong>Cost &pound; 148,749.00</strong></p><p><strong>Waste transfer under licence</strong></p><p>Safe disposal of transferred waste from site</p><p><strong>Cost &pound;8,520.00</strong></p><p><strong>Health &amp; safety Implementation &amp; equipment</strong></p><p>&nbsp;Training, site inductions, too box talks and implementation of health and safety throughout project incorporating ongoing risk and method statements , all Crossrail compliant equipment, and safe practices of works&nbsp;&nbsp;</p><p><strong>Cost &pound;27,185.00 </strong></p><p><strong>Management and site supervision</strong></p><p>Supervision and management of trade specific work throughout project. Liaison and site meeting attendance and reporting project data and</p><p><strong>Cost &pound;24,655.00 </strong></p><p><strong>Access equipment &amp; plant </strong></p><p>Access equipment Plant for the transportation of all equipment from delivery to level minus five, and for the installation of works.</p><p><strong>Cost &pound;22,810.00</strong></p><p><strong>Prelims </strong></p><p>Design, Signage, temporary lighting, emergency lighting, ironmongery, operating and maintenance manual&rsquo;s&nbsp;</p><p><strong>&pound;8,655.00</strong></p><p>&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>