<p>it is assumed all works will&nbsp;be completed within normal working hours.</p><p>it is assumed that vehicles for staff will be parking off site.</p><p>we assume a skip can be kept&nbsp;on site.</p><p>it is assumed that all areas of work contain no asbestos ( clients responsibility to provide register prior to works)</p><p><strong>Fencing works.</strong></p><ul><li>operative to attend site and sign in</li><li>operatives to carry out site induction on first visit to site</li><li>2.1m bow top fencing with double gate to be installed to building boundary line to secure access to site. ( approximately 14 linear meters )</li><li>approximately&nbsp;20 linear meters of 1.2M bow top fencing with double gates and pedestrian gate to&nbsp;be installed to the perimeter&nbsp;of the car park.</li><li>all fencing to be concreted into ground and cold lay tarmac to be used for repairs</li><li>Site to be left clean and tidy.</li></ul><p>we envisage a team of 4 operatives taking 5 working days to complete the above works.</p><p><strong>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;15,150.00+VAT</strong></p><p>Breakdown</p><p>Labour&nbsp;including hotels and expenses&nbsp;- &pound;8,500.00+VAT</p><p>Materials - &pound;6,350.00+VAT</p><p>Waste - &pound;300.00+VAT</p><p><strong>ZEBRA CROSSING</strong></p><ul><li>operative to attend site and sign in</li><li>operatives to carry out site induction on first visit to site</li><li>tarmac&nbsp;to be prepared for painting</li><li>to install &nbsp;a two part epoxy paint to form a zebra crossing ( white lines only using existing tarrmac to form black lines)</li><li>lines can not be walked on or drove on for 24 hours</li><li>site to be left clean and tidy</li></ul><p><strong>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;1550.00+VAT</strong></p><p>Breakdown</p><p>Labour&nbsp;including hotels and expenses&nbsp;- &pound;1200.00+VAT</p><p>Materials - &pound;350.00+VAT</p><p><strong>PATHWAY ALTERATIONS</strong></p><ul><li>operative to attend site and sign in</li><li>operatives to carry out site induction on first visit to site</li><li>cat scan survey to be carried out before works start</li><li>barriers and signage to be installed</li><li>once cat scan proves no&nbsp;services run through the area work can proceed</li><li>pathway to be adapted to open up road way as agreed onsite.</li><li>planters to be removed where needed</li><li>all waste to be removed ( skip will need to be kep on site)</li><li>new curb stones to be installed to suit new lay out</li><li>new tarmac to be installed to form new road surface</li><li>site to be left clean and tidy</li></ul><p><strong>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;9,800.00+VAT</strong></p><p>Breakdown</p><p>Labour&nbsp;including hotels and expenses&nbsp;- &pound;7,000.00+VAT</p><p>Materials - &pound;2,450.00+VAT</p><p>Waste - &pound;350.00+VAT</p>