<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To supply self-contained welfare facilities for duration of project and maintain.</li><li>To provide SMSTS site supervision for duration of project.</li><li>To supply additional Heras&nbsp;fencing to provide safe working area.</li><li>To provide excavation machines to remove footings and prepare work area for new foundations.</li><li>Debris and waste to be transferred&nbsp;to existing holding area and removed by grab lorry, Issue waste transfer notes on completion.</li><li>To prepare reinforcement bars in existing trench,install 16 mm&nbsp;starter bars with 2no&nbsp;layers of polythene between new and&nbsp;existing foundation.&nbsp;</li><li>Foundations to be pumped and mass filled with concrete aggregate C25/30 foundation mix.</li><li>To construct 9&quot; wall&nbsp; with supporting piers (6m intervals)&nbsp;as per detail in red stocks to match existing with expansion joints every 6m,&nbsp; capped with creasing tile finish and double bullnose brick on edge, cement fillet (within our quotation we have allowed to clean the existing bullnose bricks and contingency sum to purchase new/reclaimed)</li><li>To Supply and install new chain link fencing as per drawings and detail provided.</li><li>To&nbsp;install new concrete&nbsp;edging to fence perimeter line with 200 mm border of pea shingle between edging and wall face.</li><li>To excavate sections of defective tarmac and prepare the sub-base with MOT type 1, 70 mm Bitumen and 25 mm&nbsp;wearing course with 6mm aggregate compacted as each layer is installed.</li><li>On completion leave work area in clean and tidy condition.</li></ul><p>Caveat&nbsp;</p><p>We have allowed&nbsp;for 3 days fo machines to excavate the footings for the wall assisted, with labourers&nbsp;trimming tree roots..</p><p>If this element of the works cannot be undertaken in the timeframe we will be an additional quotation,</p><p>Samples of bricks to be presented for client approval.</p><p>&nbsp;</p>