<p>Operatives to apply protective sheeting,barriers &amp; signage to work routes and<br />working areas.<br />To scabble existing concrete surface ready to receive new concrete.<br />Bag up and cart away spoil for safe disposal.<br />To drill into the existing over site concrete within the perimeters of the proposed<br />slab areas at1.5 m centres to a depth of 200 mm.<br />To epoxy resin into the previously drilled holes 20mm dia high tensile steel<br />reinforcement dowels to terminate 50 mm below the proposed finished floor level.<br />To form shuttering 0f 18mm plywood with 100 mm x 100 mm softwood bracing to<br />the dimensions specified for each new slab.<br />To install A142 steel fabrication mesh 50 mm below the finished floor level tying<br />onto the newly installed dowels to prevent the mesh sagging.<br />To place C30 concrete to form the base to match existing finish.<br />To allow 4 days for curing and the strike the shuttering and remove from site.</p><p>On completion leave work area in clean and tidy condition.</p><p>.<br />&nbsp;</p>