<p><strong>&nbsp;</strong>Engineering to remove catering equipment to allow for kitchen flooring replacement.</p><p>&nbsp;Engineering to isolate DB M23</p><p>&nbsp;GDC to remove socket outlets from the side of the cold room and relocate within the ceiling void.</p><p>GDC to remove the front row of ceiling tiles that are fixed to the cold room.</p><p>Engineering to reinstate DB M23 once socket outlet have been relocated.</p><p>Engineering to isolate DB M36 once Foster have pumped down the systems.</p><p>GDC to make safe and remove the redundant power supplies form the fridge and freezer cold rooms, engineering to reinstate the DB M26 once GDC confirm the cold room supplies have been removed.</p><p>&nbsp;</p><p>GDC to install Hoarding to the void left by the cold rooms.</p><p>GDC to temporary fix sink plumbing services the frame of the work bench.</p><p>GDC to remove hoarding.</p><p>GDC to undertake pest control above the ceiling</p><p>GDCto undertake cable first fix</p><p>&nbsp;</p><p>GDC to re-fix sink unit plumbing services to the new cold room.</p><p>GDC to reinstate ceiling tiles.</p><p>GDC to second fix the new power supplies to the cold rooms, test and commission.</p><p>GDC to produce a full O&amp;M manual ( information needed from CBRE&nbsp;PM)</p><p>&nbsp;</p><p><strong>BREAKDOWN</strong></p><p><strong>Friday Evening:</strong></p><p>&nbsp;</p><p>1 no. Electrician - &pound;386.00+VAT</p><p>1 no. ceiling fixer - &pound;386.00+VAT</p><p>&nbsp;</p><p><strong>TOTAL - &pound;772.00+VAT</strong></p><p><strong>&nbsp;</strong></p><p><strong>Sunday daytime:</strong></p><p><strong>&nbsp;</strong></p><p>2 no. operatives to install site hoarding - &pound;600.00+VAT</p><p>Materials - &pound;125.00+VAT</p><p>&nbsp;</p><p><strong>TOTAL - &pound;725.00+VAT</strong></p><p>&nbsp;</p><p><strong>Monday Evening</strong></p><p><strong>&nbsp;</strong></p><p>2 no. electricians to start 1st fix - &pound;772.00+VAT</p><p>1 no. operative to supervise fosters and remove/ reinstate hoarding - &pound;350.00+VAT</p><p>&nbsp;</p><p><strong>TOTAL - &pound;1,122.00+VAT</strong></p><p><strong>&nbsp;</strong></p><p><strong>Tuesday Evening</strong></p><p><strong>&nbsp;</strong></p><p>2 no. electricians - &pound;772.00+VAT</p><p>1 no. operative to remove/reinstate Hoarding and supervise fosters - &pound;350.00+VAT</p><p>2 no. pest control operatives to clear ceiling ( cable route only) of rodent droppings and carcasses. - &pound;949.00+VAT</p><p>Electrical Materials -&pound;948.00+VAT</p><p>&nbsp;</p><p><strong>TOTAL - &pound;3,019.00+VAT</strong></p><p><strong>&nbsp;</strong></p><p><strong>Wednesday Evening</strong></p><p><strong>&nbsp;</strong></p><p>1 no. electrician - &pound;386.00+vat</p><p>1 no. operative to remove Hoarding, supervise fosters and carry out cleaning of work areas - &pound;350.00+VAT</p><p>1 no. ceiling fixer - &pound;386.00+VAT</p><p>&nbsp;</p><p><strong>TOTAL - &pound;1,122.00+VAT</strong></p><p>&nbsp;</p><p><strong>Waste - &pound;125.00+VAT</strong></p><p><strong>O&amp;M manual - &pound;200.00+VAT</strong></p><p><strong>&nbsp;</strong></p><p><strong>Total costs for all of the above works only is &pound;7,085.00+VAT</strong></p><p>&nbsp;</p>