<p><strong>Task 1</strong></p><p>To protect the access route from entrance at 5 London Wall to workface with protective film and correx.&nbsp; This will be monitored for uplift and reinstated as required for the duration of the works.</p><p>To create a plastic screen using plastic sheeting stapled and taped to a timber frame, segregating the workface from the corridor.&nbsp; This is the manage dust spread during works.</p><p><strong>Total: &pound;2,084.09</strong></p><p>&nbsp;</p><p><strong>Task 2</strong></p><p>To uplift existing damaged floor to 250mm below the lowest point.&nbsp; Once uplifted debris to be bagged and relocated for safe disposal (noisy works out of hours).</p><p>To level existing hard core and mechanically compress sufficiently to allow a slab to be poured.</p><p>To pour new reinforced concrete slab to a depth of approximately 200mm, bringing it flush with existing finished floors and tied into existing walls.</p><p><strong>Total: &pound;17,620.00</strong></p><p>&nbsp;</p><p><strong>Task 3</strong></p><p>Once new slab has cured.&nbsp; To vacuum surface of newly installed slab in preparation for application of 2 no. coats of tile red floor paint to match existing.</p><p>To apply 2 no. coats of two part floor paint.</p><p><strong>Total: &pound;2,941.91</strong></p><p>&nbsp;</p><p><strong>Task 4</strong></p><p>To replace the previously removed fire rated stud wall between room 41 and the corridor including&nbsp;a door frame.&nbsp; To reinstate existing door to room 41 and function test.&nbsp; To tape and joint both internally and externally.&nbsp; To decorate with two coats of water based emulsion to match existing both internally and externally.</p><p><strong>Total: &pound;7,769.94</strong></p><p>&nbsp;</p><p><strong>Task 5</strong></p><p>Enclose existing beam within room 41-42, box in with fire rated board and decorate to finish.</p><p><strong>Total: &pound;939.84</strong></p><p>&nbsp;</p><p><strong>Task 6</strong></p><p>To install a stud wall between rooms 41 and 45.&nbsp; Once wall is completed the existing services to be fire stopped.&nbsp; Wall to be taped and jointed on both sides and decorated with two coats of water based emulsion to match existing finish.</p><p><strong>Total: &pound;5,732.18</strong></p><p>&nbsp;</p><p><strong>Task 7</strong></p><p>To remove temporary electrical framework supporting D/B and switching.&nbsp; To reinstae new D/B, socket and light switch to current electrical standard, fixing to newly built stud wall.</p><p><strong>Total: &pound;2,396.50</strong></p><p>&nbsp;</p><p><strong>Task 8</strong></p><p>To test to confirm conformity and issue certfiication.</p><p><strong>Total: &pound;709.90</strong></p><p>&nbsp;</p><p><strong>Task 9</strong></p><p>To reinstate existing palstic trunking containing 3 x pyros and dress pyros&nbsp;accordingly.</p><p><strong>Total: &pound;352.30</strong></p><p>&nbsp;</p><p><strong>Task 10</strong></p><p>To remove temporary plasterboard retaining walls including timber framework along corridor walls and within rooms 39, 41, 42, 45, 46 and relocate all debris for safe disposal.</p><p>Repair / replace damaged plasterwork.</p><p>Redecorate&nbsp;with a like for like finish using waterproof emulsion.</p><p><strong>Total: &pound;5,000.77</strong></p><p>&nbsp;</p><p><strong>Task 11</strong></p><p>Repair / replace damaged plasterwork.</p><p>Redecorate with a like for like finish&nbsp;using waterproof emulsion.</p><p><strong>Total: &pound;11,758.46</strong></p><p>&nbsp;</p><p><strong>Task 12</strong></p><p>To test all electrical circuits previously enclosed behind Georgian wire vision screens to ensure conformity.&nbsp; This will be to rooms 39, 40, 42, 45, 46.&nbsp; Certification to be issued to Engie&nbsp;upon completion.</p><p>Corporation of London to confirm locations of supplies / switch gear within switch rooms / risers and permit access as required.</p><p><strong>Total: &pound;3,149.50</strong></p><p>&nbsp;</p><p><strong>Task 13</strong></p><p>Make good to all column details and skirtings to match existing.</p><p><strong>Total: &pound;4,905.70</strong></p><p>&nbsp;</p><p><strong>Task 14</strong></p><p>Room 46 - Stain block, paint and fully redecorate.</p><p>Room 41 - Stain block and paint.</p><p>Ceilings - To repair minor cracks and paint to match existing.</p><p><strong>Total: &pound;6,684.90</strong></p><p>&nbsp;</p><p><strong>Task 15</strong></p><p>30 min fire rated board.</p><p>External corridor skirting reinstate.</p><p><strong>Total: &pound;2,339.90</strong></p><p>&nbsp;</p><p><strong>Task 16</strong></p><p>Repairs to checquer plate within corridor.</p><p>To re-level if practicable or replace like for like checquer plate colouring to accommodate compartment segregation.</p><p><strong>Total: &pound;1,957.29</strong></p><p>&nbsp;</p><p><strong>Task 17</strong></p><p>Upon receipt of structural engineers report (from Engie) detailing or confirming non load bearing walls.</p><p>To remove existing finish on corridor walls.</p><p>To sympathetically take down existing walls to the corridor (as agreed with Keith Henderson).</p><p>To replace with stud walls finished with 1 hour fire rated board.</p><p>To decorate to match existing.</p><p><strong>Total: &pound;10,403.40</strong></p><p>&nbsp;</p><p><strong>Task 18</strong></p><p>Supervisor to oversee all works both in hours and out of hours based on 8 hour shifts.</p><p><strong>Total: &pound;8,223.06</strong></p><p>&nbsp;</p><p><strong>Task 19</strong></p><p>Plant use.</p><p><strong>Total: &pound;680.00</strong></p><p>&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>