<ul><li>Electrician and operative to attend site, sign in and fill out RAMS.&nbsp;</li><li>Electrician and operative to install new cable between adaptable box and the distribution board this will involve pulling&nbsp; cable through a duct that is already onsite.&nbsp; Clipping the cable to the fence and terminating the cable to the adaptable box and the distribution board, supply to be isolated following the safe isolation procedure at all times (day 1).</li><li>Electrician and operative to move the breakers so they are all on the live phase that is to be used and connect the new transformer to the distribution board&nbsp;using 20A RCBO&nbsp;(day 1)</li><li>Electrician and operative to run cable along the fence line for new lighting to be installed (day 2 and 3).</li><li>Electrician and operative to install new 5ft&nbsp;LED external lights, these will be held to the fence horizontally by cable ties (day 4 and 5).</li><li>Site to be left clean and tidy.</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;1,680 (electrician) + &pound;1,365 (operative) = &pound;3,045.00</p><p>Materials: &pound;2,183.46</p><p>Our total cost to carry out the above works in normal working hours shall be</p>