<p>Whilst attending&nbsp;<span style="text-autospace:none">Norwood park to inspect an area which was flooded we found that the existing water playground area equipment where continuously running and draining into gullies.We traced the gully to the flooded area and soak away which was causing the flooding.&nbsp;We recommend the following process:</span></p>

<ul>
	<li><span style="text-autospace:none">The specialist water features within the play areas be inspected and repaired (by others) to stop the leaks and continuous flow of water.</span></li>
	<li><span style="text-autospace:none">Secondly a larger soak away to be excavated and built to accommodate the flow of water at its peak times to reduce the build up of pooling and localised flooding. The size of this soak away should be designed with this in mind.</span></li>
	<li><span style="text-autospace:none">Operatives to commence with excavating a new trench and new soak away within the front of the&nbsp;property through the tarmac, concrete and existing surface brickwork.&nbsp;</span></li>
	<li><span style="text-autospace:none">Install shuttering to perimeter of soak away base and pour concrete to in preparation to construct&nbsp;&lsquo;Steinbrick&rsquo; honeycomb soak away.</span></li>
	<li><span style="text-autospace:none">Install pea shingle within trench and new pipe work within newly dug trench connecting to down pipe&nbsp;and terminating within the constructed soak away, test guttering and pipe work for leaks before&nbsp;constructing soak away concrete &lsquo;lid&rsquo;.&nbsp;</span></li>
	<li>Apply shuttering and commence constructing soak away lid, install mesh and rebar, pour concrete.</li>
	<li>Once dry, back fill trench and compact.&nbsp;</li>
	<li>Apply grass and re-seeding.&nbsp;</li>
	<li>Soak away to be excavated to a depth of 2 metres.&nbsp;</li>
	<li>Site to be left clean and tidy.</li>
</ul>

<p><strong>Our budget cost for the proposed works are to be &pound;18,000.00</strong></p>
