INSERT INTO `quotes` (`id`, `created_at`, `updated_at`, `deleted_at`, `updated_by`, `deleted_by`, `creator`, `status`, `active`, `title`, `friendlyURL`, `description`, `totalCost`, `totalSell`, `totalProfit`, `deliveryCost`, `deliverySell`, `eCopyURL`, `date`, `address_id`, `job_id`, `custom1`, `custom2`, `custom3`, `signatory`, `signatoryEmail`, `signatoryPhone`, `signatoryJobTitle`, `project`, `contact`, `archived`, `materials_expected`, `materials_priced`, `materials_price_set`, `materials_price_set_by`, `head_office`, `quote_type`, `general_allowances`) VALUES
(2233, '2015-11-30 10:35:30', '2015-11-30 11:51:04', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold Street 2nd Floor', NULL, '<p>it is assumed that a full validation has been carried out by TB&amp;A and the job will be completed as stated in the issued specification.</p><p>if GDC are awarded&nbsp;the project an intrusive survey will need to take place prior to works starting to confirm all aspects of the job match with the issued specification</p><p>&nbsp;</p><p><strong>Cost option 1. installation of 21 no. zumtobel&nbsp;light fittings. ( lead time on fittings 15 - 20 working days)</strong></p><p><strong>weekend 1.</strong></p><ul><li>operatives to install protection to all work areas</li><li>access equipment to be erected by competent&nbsp;person ( PASMA&nbsp;trained)</li><li>ceiling fixer to remove ceilings where needed</li><li>pre survey works to ascertain cable routes and existing supplies</li><li>new power supplies to be installed to new LCM locations. ( GCM to be applied for)</li><li>New power supplies to be tested and certification issued on completion.</li><li>LCM to be connected to new power supplies <strong>( simmtronic lcm and components 5 - 7 working day lead time)</strong></li><li>control wiring and accessories to be&nbsp;installed where possible.</li><li>all newly installed equipment and wiring to have labels installed to reflect the new circuit supply references.</li><li>ceilings to be reinstated</li><li>site protection to be uplifted and site to be left clean and tidy</li></ul><p><strong>weekend 2&nbsp;</strong></p><p>it is assume that the scaffolding will be installed and ready for access by 7AM Saturday&nbsp;morning</p><ul><li>operative to attend site and sign in</li><li>110V&nbsp;temporary lights to be installed to scaffolding and assossiated walkways</li><li>existing &nbsp;high level lights to be removed once isolated safely</li><li>cabling from existing LCM&#39;S to light fittings to be tested to make sure they are suitable for continued use.</li><li>existing downlight&nbsp;holes to be made larger as mentioned within TB&amp;A specification (no allowance within cost to make good the ceiling or decoration works)</li><li>21 NO.new zumtobel&nbsp;(lights specified by TB&amp;A)&nbsp;light fittings to be installed ( lights have a 15 - 20 day lead time) and connected to newly installed LCM</li><li>new wireless receiver to be installed at high level</li><li>lighting to be commissioned by simmtronic and set to works as specified in the TB&amp;A specification.</li><li>simmtronic to issue a commissioning sheet on completion</li><li>site temporary lighting to be removed</li><li>sit to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;20,676.87</p><p><strong>Breakdown</strong></p><p><strong>Electrical Labour - &pound;6,176.00+VAT ( 16 NO. shifts)</strong></p><p><strong>ceiling fixer - &pound;1,544.00+VAT ( 4 NO. shifts)</strong></p><p><strong>general labour&nbsp;- &pound;1,160.00+VAT ( 4 NO. SHIFTS)</strong></p><p><strong>simmtronic materials and commissioning - &pound;3,037.50+VAT</strong></p><p><strong>Simmtronic to upgrade head end to suit - &pound;750.00+VAT</strong></p><p><strong>Materials - &pound;7,309.37+VAT</strong></p><p><strong>Access equipment - &pound;250.00+VAT</strong></p><p><strong>Protection &pound;100.00+VAT</strong></p><p><strong>Waste - &pound;100.00+VAT</strong></p><p><strong>O&amp;M manual - &pound;250.00+VAT</strong></p><p>&nbsp;</p><p><strong>Cost option 2. installation of 21 no. Thorne&nbsp;light fittings. ( lead time on fittings 15 - 20 working days)</strong></p><p><strong>weekend 1.</strong></p><ul><li>operatives to install protection to all work areas</li><li>access equipment to be erected by competent&nbsp;person (&nbsp;PASMA&nbsp;trained)</li><li>ceiling fixer to remove ceilings where needed</li><li>pre survey works to ascertain cable routes and existing supplies</li><li>new power supplies to be installed to new LCM locations. ( GCM to be applied for)</li><li>New power supplies to&nbsp;be tested and certification issued on completion.</li><li>LCM to be connected to new power supplies&nbsp;<strong>(&nbsp;simmtronic&nbsp;lcm and components 5 - 7 working day lead time)</strong></li><li>control wiring and accessories to be&nbsp;installed where possible.</li><li>all newly installed equipment and wiring to have labels installed to reflect the new circuit supply references.</li><li>ceilings to be reinstated</li><li>site protection to be uplifted and site to be left clean and tidy</li></ul><p><strong>weekend 2&nbsp;</strong></p><p>it is assume that the scaffolding will be installed and ready for access by 7AM Saturday&nbsp;morning</p><ul><li>operative to attend site and sign in</li><li>110V&nbsp;temporary lights to be installed to scaffolding and&nbsp;assossiated&nbsp;walkways</li><li>existing &nbsp;high level lights to be removed once isolated safely</li><li>cabling from existing LCM&#39;S to light fittings to be tested to make sure they are suitable for continued use.</li><li>existing&nbsp;downlight&nbsp;holes to be made larger as mentioned within TB&amp;A specification (no allowance within cost to make good the ceiling or decoration works)</li><li>21 NO.new Thorne&nbsp;(lights specified by TB&amp;A)&nbsp;light fittings to be installed ( lights have a 15 - 20 day lead time) and connected to newly installed LCM</li><li>new wireless receiver to be installed at high level</li><li>lighting to be commissioned by&nbsp;simmtronic&nbsp;and set to works as specified in the TB&amp;A specification.</li><li>simmtronic&nbsp;to issue a commissioning sheet on completion</li><li>site temporary lighting to be removed</li><li>sit to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;19,749.00</p><p><strong>Breakdown</strong></p><p><strong>Electrical&nbsp;Labour&nbsp;- &pound;6,176.00+VAT ( 16 NO. shifts)</strong></p><p><strong>ceiling fixer - &pound;1,544.00+VAT ( 4 NO. shifts)</strong></p><p><strong>general&nbsp;labour&nbsp;- &pound;1,160.00+VAT ( 4 NO. SHIFTS)</strong></p><p><strong>simmtronic&nbsp;materials and commissioning - &pound;3,037.50+VAT</strong></p><p><strong>Simmtronic&nbsp;to upgrade head end to suit - &pound;750.00+VAT</strong></p><p><strong>Materials - &pound;6,381.50+VAT</strong></p><p><strong>Access equipment - &pound;250.00+VAT</strong></p><p><strong>Protection &pound;100.00+VAT</strong></p><p><strong>Waste - &pound;100.00+VAT</strong></p><p><strong>O&amp;M manual - &pound;250.00+VAT</strong></p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1448841600, NULL, 2178, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Reception Lighting Replacement', 'Michael Pryke', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2234, '2015-11-30 10:38:18', '2015-11-30 10:38:18', NULL, 19, NULL, 19, 'Survey', 1, '23 great winchester street', NULL, '<p>Supply 3no 100mm&nbsp;x 100mm unisex wc signs.</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 60.00, 60.00, NULL, NULL, NULL, 1448841600, NULL, 2180, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Supply unisex WC door signs', 'Dave Sabini', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2235, '2015-11-30 13:35:43', '2016-04-28 10:43:10', NULL, 29, NULL, 19, 'Paid', 1, 'Claireville house ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Supply and install 4no 10 m X 1220&nbsp;mm Crossgrip&nbsp;walkway matting to roof area</li><li>On completion leave work area in clean tidy condition</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 3330.00, 3330.00, NULL, NULL, NULL, 1448841600, NULL, 2181, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Roof area safety matting', 'Ryan Nelson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2236, '2015-11-30 14:47:39', '2016-04-21 12:10:24', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Epsom Wellbeing, Epsom Gateway, Ashley Avenue, Epsom, Surrey, KT18 5AL', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove existing bollards and dispose of.</li><li>Supply &amp; install new stronger bollards of same design.</li><li>Secure in to place.</li><li>Repair any holes from previously removed bollards.&nbsp;</li><li>Remove all waste and dispose of.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;1,459.50</p><p>Breakdown:</p><p>Labour: &pound;660.00</p><p>Materials: &pound;721.50</p><p>Plant &amp; Access Equipment: &pound;78.00</p>', NULL, 1459.50, 1459.50, NULL, NULL, NULL, 1448841600, NULL, 2182, NULL, NULL, '<p>Like for like bollards but stronger as members of the public break them must be able to lock with a padlock.</p><p>5 strong coded padlocks for bollards</p><p>Generator, hammer drill</p><p>&nbsp;chem fix x 5 fixings</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'To install new parking post in visitor car park', 'Elaine Allen', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2237, '2015-11-30 15:02:06', '2016-10-07 11:00:20', NULL, 12, NULL, 13, 'Survey', 1, 'International House, Canterbury Crescent, London, SW9 7QE', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1448841600, NULL, 2183, NULL, NULL, NULL, '', '', '', '', 'To install cupboards doors and coat racks', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2238, '2015-11-30 15:44:40', '2016-04-14 13:02:04', NULL, 29, NULL, 9, 'Paid', 1, 'coutts bank the strand', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>access equipment to be installed by PASMA&nbsp;trained operative</li><li>access holes cut in the ceiling to expose chandalier&nbsp;control box</li><li>after electricians have altered wiring for the chandelier holes to be closed up and made good</li><li>1 no. concealed access hatch to be installed ( same day order)</li><li>ceiling to be decorated with white matt emulsion. ( 2 no. coats)</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in and&nbsp;out of normal working hours shall be &pound;7,653.80+VAT</p><p><strong>breakdown</strong></p><p><strong>labour - &pound;5,404.00</strong></p><p><strong>access equipment - &pound;650.00</strong></p><p><strong>Materials - &pound;874.80</strong></p><p><strong>access hatch - &pound;625.00</strong></p><p><strong>Waste - &pound;100.00</strong></p>', NULL, 7653.80, 7653.80, NULL, NULL, NULL, 1448841600, NULL, 2184, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'ceiling access hatch and decoration works', 'Gregory Nash', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2239, '2015-11-30 16:12:15', '2016-01-18 11:56:54', NULL, 21, NULL, 11, 'Paid', 1, 'Claycots School ', NULL, '<p>&nbsp;</p><ul><li>?Small offices&nbsp;16ft&nbsp;(original&nbsp;Q1289&nbsp;)&nbsp;From 26/09/2015 up to 20/12/2015 &nbsp;-&nbsp;&pound;5376.00 + vat</li><li>Large offices&nbsp;48ft&nbsp;( original&nbsp;Q1288&nbsp;)&nbsp;From 05/11/2015 up to 20/12/2015 -&nbsp;&pound;12370.00 + vat</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 17746.00, 17746.00, NULL, NULL, NULL, 1447632000, NULL, 2095, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', '', 'Site Accommodation Costs ', 'Keith Henderson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2240, '2015-12-01 12:05:43', '2016-06-09 13:23:13', NULL, 29, NULL, 13, 'Paid', 1, 'Brockwell Park', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to re-straighten&nbsp;gate.</li><li>To weld gate in to place.&nbsp;</li><li>To test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;325.00</p><p>Breakdown:</p><p>Labour: &pound;130.00</p><p>Materials: &pound;65.00</p><p>Plant &amp; Machinery: &pound;130.00</p>', NULL, 325.00, 325.00, NULL, NULL, NULL, 1448928000, NULL, 2185, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Broken gate repairs', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2241, '2015-12-01 12:06:44', '2016-06-02 12:43:18', NULL, 29, NULL, 13, 'Paid', 1, 'Brockwell Park', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove any corroded bracket and dispose of.</li><li>Operatives to move gate aside.</li><li>Weld new bracket.</li><li>Re-hang previously set aside gate.</li><li>Test for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;574.00</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;314.00</p>', NULL, 574.00, 574.00, NULL, NULL, NULL, 1448928000, NULL, 2186, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Broken gate to Rosendale Road', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2242, '2015-12-01 12:07:35', '2016-04-01 14:22:17', NULL, 29, NULL, 13, 'PO Received', 1, 'Brockwell Park', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 255.00, 255.00, NULL, NULL, NULL, 1448928000, NULL, 2187, NULL, NULL, NULL, '', '', '', '', 'Broken notice boards', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2243, '2015-12-01 14:17:45', '2016-01-25 11:30:41', NULL, 21, NULL, 11, 'Paid', 1, '192 Dawley Road, Hayes, Middlesex, UB3 1EH', NULL, '<ul><li>Our plumber attended on 9th December 2015 and replaced 8 toilet seats. &nbsp;Operatives to apply protective sheeting to work routes and working areas.</li><li>Our plumber was also asked to look at the ground floor gents toilet but could not find a leak and also the dishwasher in the Network Rail kitchen, the issue was it was not cleaning properly but this is not a plumbing issue. &nbsp;&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;170.00</p><p>Materials: &pound;0.00</p><p>Our total cost to carry out the above works in normal working hours shall be</p><p>&nbsp;</p>', NULL, 170.00, 170.00, NULL, NULL, NULL, 1448928000, NULL, 2188, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Gents toilets leaking ground floor (WITI) Dishwasher issues (Network Rail) and Issues with toilet seats', 'David Smart', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2244, '2015-12-01 14:19:58', '2016-01-25 11:31:04', NULL, 21, NULL, 11, 'Paid', 1, '192 Dawley Road, Hayes, Middlesex, UB3 1EH', NULL, '<p><strong>JOB 1:&nbsp;Ladies 1st Floor Toilet - Faulty Light</strong></p><ul><li>Our electrician attended site on 4th December&nbsp;to survey faulty light in ladies 1st floor toilet. &nbsp;</li><li>Our electrician tested old fitting and found it was faulty. &nbsp; Replaced with new 16W 2D fitting. &nbsp;Checked and tested.</li><li>Site to be left clean and tidy.</li></ul><p>Materials: 16W 2D fitting x 1: &pound;19.99</p><p><strong>JOB 2:&nbsp;1st Floor Kitchen - Faulty Zip Boiler</strong></p><ul><li>Our electrician attended site on 4th December&nbsp;to survey faulty zip boiler in 1st floor kitchen.</li><li>Checked supply all ok and reset heater and is now working fine.&nbsp;</li></ul><p><strong>JOB 3: Ground Floor Cleaner&#39;s Store Room - Hoover cable joint faulty</strong></p><ul><li>Our electrician attended site on 4th December&nbsp;to survey faulty hoover cable joint in ground floor cleaner&#39;s store room.</li><li>Fitted flex connector on hoover cable. &nbsp;</li></ul><p>Materials: Flex connector x 1: &pound;6.99</p><p><strong>JOB 4: Ground Floor Cleaner&#39;s Store Room - Light Sensor</strong></p><ul><li>Our electrician attended site on 4th December to survey light in cleaner&#39;s store room as complaints of not staying on long enough.</li><li>Adjusted sensor&#39;s time so the light would stay on longer.</li></ul><p>&nbsp;</p><p><strong>JOB 5: 1st Floor Office - 2no. lights not working and 1st Floor Kitchen&nbsp;- 2no. lights not working.&nbsp;&nbsp;&nbsp;&nbsp;</strong></p><p>Whilst our electrician was onsite he was asked to change 2no. lights in 1st floor office and 2no. lights in 1st floor kitchen. &nbsp;</p><p>Materials: &pound;16.00&nbsp;(2 x 58W cool white tubes &pound;4&nbsp;each and 2 x 58W white tubes &pound;4 each)</p><p><strong>Breakdown</strong></p><p>Labour: &pound;320.00</p><p>Materials: &pound;42.98</p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 362.98, 362.98, NULL, NULL, NULL, 1448928000, NULL, 2189, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Various Electrical Jobs', 'David Smart', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2245, '2015-12-01 14:21:15', '2016-08-05 12:17:47', NULL, 12, NULL, 11, 'Paid', 1, '192 Dawley Road, Hayes, Middlesex, UB3 1EH', NULL, '<p>Our plumber attended site on 22nd March to undertake various plumbing jobs:</p><p><strong>Job 1: Ground Floor Gents Urinals Blocked and Overflowing</strong></p><p>Toilets cistern is overflowing. &nbsp;Isolated water and removed both traps and cleaned, removed section of pipe&nbsp;work under urinals and cleaned out scale. &nbsp;Left hand urinal was not flushing due to debris in spreader, cleaned out and re-fitted pipe&nbsp;work and traps, retested left in good working order. &nbsp;</p><p><strong>Job 2: Percussion Taps Sticking</strong></p><p>Isolated water to hot tap on middle basin, cleaned out body as was scaled. &nbsp;Refitted and tested, replaced washer in ball valve.</p><p><strong>Job 3: 1st Floor Shower Leaking</strong></p><p>Removed sealant seal from around the shower tray and resealed with silicone. &nbsp;</p><p><strong>Breakdown</strong></p><p>Labour: &pound;170.00</p><p>Materials: &pound;10.00</p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 180.00, 180.00, NULL, NULL, NULL, 1448928000, NULL, 2190, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Overflowing Urinals, Percussion Taps Sticking and Shower Leaking', 'Richard Saville', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2246, '2015-12-01 14:22:08', '2016-08-05 12:15:02', NULL, 12, NULL, 11, 'Quote Sent', 1, '192 Dawley Road, Hayes, Middlesex, UB3 1EH', NULL, '<p>We have allowed for the following scope of works associated with the Periodic Electrical Testing of the Office Cabins at 192&nbsp;Dawley Road (Out of Hours):</p><p><strong>1) Testing of Office Cabins</strong></p><p>Test at Total of 211 circuits, all circuits will be tested but some limitations are expected</p><p>Issue Periodic Inspection Report showing the results of all tests and stating recommended&nbsp;remedial action (Any C1 classification&nbsp;codes will be made safe immediately)</p><p>Note: 211 Circuits identified, any additional circuits will be priced separately.</p><p><strong>Assumptions</strong></p><p>We have made the following assumptions:</p><p>We have assumed that the installation will be carried out in one continuous visit and all circuits (that require testing) are able to be isolated.</p><p><strong>Standards, Regulations and Requirements</strong></p><p>We will comply with the latest editions of the following standards, codes of practice and regulations:</p><ul><li>International Electrical Code (IEC) Standards</li><li>The IEE Wiring Regulations for Electrical Installations</li><li>COSHH Regulations</li><li>Electricity at Work Regulations</li><li>Health &amp; Safety at Work Order</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be</p>', NULL, 5345.73, 5345.73, NULL, NULL, NULL, 1459292400, NULL, 2191, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Periodic Electrical Testing (Night Work)', 'David Smart', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2247, '2015-12-01 14:22:55', '2016-08-05 12:15:23', NULL, 12, NULL, 11, 'Paid', 1, '192 Dawley Road, Hayes, Middlesex, UB3 1EH', NULL, '<p>Our plumber attended on 18th March. &nbsp;Isolated water supply and took trap off of urinal, cleaned out and scrapped out scale. Put trap back on, turned on water supply and tested.</p><p>Re-assembled toilet seats fitted and tightened onto WC.</p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 170.00, 170.00, NULL, NULL, NULL, 1458172800, NULL, 2192, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', '2nd Floor Gents - Urinal blocked and leaking', 'Richard Saville', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2248, '2015-12-01 14:24:12', '2016-10-07 15:10:52', NULL, 12, NULL, 11, 'Paid', 1, 'Unit 360, Stockley Close, West Drayton, UB7 9BL', NULL, '<ul><li>Our plumber attended site on 9th December to cap off 4&quot; waste pipe. &nbsp;Removed redundant 4&quot; pipe and capped within the void of the ladies toilet. &nbsp;Screw over ply hole. &nbsp;</li><li>Site to be left clean and tidy.</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;170&nbsp;(&pound;170 x 2 plumbers = &pound;340 this cost has bee split with Q22423)&nbsp;</p><p>Materials: &pound;14.95 (4&quot; waste pipe: &pound;8.15 &amp;&nbsp;Ply and screws x 4:&nbsp;&pound;6.80)</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 184.95, 184.95, NULL, NULL, NULL, 1448928000, NULL, 2193, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Warehouse - Waste pipe needs capping off', 'David Smart', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2249, '2015-12-02 09:19:18', '2016-10-07 13:35:50', NULL, 12, NULL, 9, 'Paid', 1, 'Darent Valley Hospital, Darenth Wood Road, Dartford, Kent, DA2 8DA', NULL, '<p>these works will be carried out over three consecutive days and works are weather dependent. ( cost does not allow for any down time)</p><p>&nbsp;a hot water test will be carried out on the box section on completion of repair works.</p><ul><li>Operatives to attend site and sign in</li><li>inductions to be carried out if needed</li><li>access equipment to be transported to work area by IPAF&nbsp;certified operative</li><li>access equipment to have pre use checks carried out.</li><li>barriers and signage to be installed to work area as it is a public walk way.</li></ul><p><strong>Roof repairs to gutter box</strong></p><ul><li>sweep out all existing surface water inside box gutter and allow to dry out</li><li>prepare 9 no. existing joints to box gutter and apply one coat of bitumous based primer and allow to dry.</li><li>provide and bond high performance felt straps on and over existing joints including upstands to front and rear elevations ( hot works permits required)</li><li>apply one even coat of Acrypol&nbsp;liquid coattings to the complete box gutter including upstands to both sides.</li></ul><p><strong>Repairs to slate above box gutter</strong></p><ul><li>refit existing eaves trays back into position to match existing</li><li>allow to remove up to 20 no. cracked slates, lower to ground and remove from site.</li><li>provide and install up to 20 no. eternit roof slates with cooper disc&nbsp;rivets to match existing.</li><li>site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works in normal hours shall be&nbsp;&pound;6,845.00+VAT</strong></p><p><strong>BREAKDOWN</strong></p><p>Labour for 3 no. days - &pound;2,050.00+VAT ( 2 NO.&nbsp; roofers and 1 no. spotter)</p><p>Access equipment - &pound;850.00+VAT</p><p>Materials - &pound;3,445.00+VAT</p><p>barriers and signage - &pound;450.00+VAT</p><p>Waste &pound;50.00+VAT</p>', NULL, 6845.00, 6845.00, NULL, NULL, NULL, 1446768000, NULL, 2047, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', '', 'Oak ward external gutter repairs', 'Steve Noble', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2250, '2015-12-02 11:11:02', '2016-03-10 14:40:22', NULL, 29, NULL, 12, 'Paid', 1, 'Albion Yard', NULL, '<p>Protect transit routes from occupied levels to basement. &nbsp;To remove 18 no. supporting acrow props and associated&nbsp;timber. &nbsp;To relocate for removal from site. &nbsp;To undertake redecoration works within the basement as required. &nbsp;To remove protection and undertake housekeeping to occupied area.</p><p><strong>Breakdown</strong></p><p>Labour: &pound;1,128.64</p><p>Materials: &pound;175.98</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 1304.62, 1304.62, NULL, NULL, NULL, 1438297200, NULL, 2194, NULL, NULL, NULL, 'John Feagan', 'JohnFeagan@gdcmech.com', '07794 216161', 'Health and Safety Advisor', 'Remove Acrow Props and Decoration Works to Basement', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2251, '2015-12-02 12:54:41', '2015-12-02 12:54:41', NULL, 19, NULL, 19, 'Survey', 1, 'Winchester house Level 2', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Uplift existing carpet and transfer to loading bay for safe disposal.</li><li>Install free issue carpet to floor area.(420m2)</li><li>On completion leave work area in clean &amp; tidy condition.</li></ul><p>Price breakdown</p><p><strong>Weekend 1 </strong>3 no operatives&nbsp;&nbsp;2 days &pound;2304.00</p><p>Materials Tackifier&nbsp;&nbsp;&pound;35.00&nbsp;</p><p>Waste &pound;100.00</p><p><strong>Weekend 2</strong> 3 no&nbsp;operatives&nbsp;&nbsp;2 days &pound;2304.00</p><p>Materials&nbsp;Tackifier&nbsp;&nbsp;&pound;35.00&nbsp;</p><p>Waste &pound;100.00</p><p>&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 4878.00, 4878.00, NULL, NULL, NULL, 1449014400, NULL, 2195, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Carpeting of CMTS/IBOR area', 'Nathan Abbey', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2252, '2015-12-02 15:15:14', '2018-04-27 10:43:51', NULL, 35, NULL, 13, 'Paid', 1, 'Nuffield - Nuff Ilford Wellbeing, 68-90 Clements Road, Ilford, IG1 1BA', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 200.00, 200.00, NULL, NULL, NULL, 1449014400, NULL, 2196, NULL, NULL, NULL, '', '', '', '', 'Leak in the male changing room ', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2253, '2015-12-02 16:27:19', '2016-01-25 11:31:31', NULL, 21, NULL, 11, 'Paid', 1, '192 Dawley Road, Hayes, Middlesex, UB3 1EH', NULL, '<p>1)&nbsp;<strong>Supply to Cabins</strong></p><ul><li>3x SP MCB&rsquo;s</li><li>50m 4mm 3c SWA Cable from Local DB to each cabin 3x 32A Sockets for each cabin</li></ul><p>2)&nbsp;<strong>Water Supply</strong></p><ul><li>20m &frac12;&rdquo;&nbsp;MDPE&nbsp;Pipe from existing &frac12;&rdquo; isolation valve to Canteen and toilet block 5x &frac12;&rdquo; Fittings for final connections</li><li>2x&nbsp;110mm&nbsp;PVC Drain&nbsp;Pipework&nbsp;2x&nbsp;110mm&nbsp;PVC Coupler</li><li>1x&nbsp;110mm&nbsp;PVC Tee</li><li>2x Drain Final Connections</li><li>5x Pipe Insulation (cold water feed)</li></ul><p><strong>Assumptions</strong></p><ul><li>We have made the following assumptions:</li><li>&nbsp;We have assumed that the installation will be carried out in one continuous visit</li><li>We have assumed that access to the electrical cupboard containing the local DB will be granted</li><li>&nbsp;We have assumed that the location of the cabins is as discussed onsite adjacent the DB feeding cabin No.1, Cabin No.2 and Cabin No.5.</li></ul><p><strong>Standards,&nbsp;Regulations and Requirements</strong></p><p>We will comply with the latest editions of the following standards, codes of practice and regulations:</p><ul><li>International Electrical Code (IEC) Standards</li><li>The IEE Wiring Regulations for Electrical Installations</li><li>COSHH Regulations</li><li>Electricity at Work Regulations</li><li>Health &amp; Safety at Work Order</li></ul><p><strong>Breakdown</strong></p><p><strong>Labour: </strong></p><ul><li>16 hrs at &pound;40 per hour:&nbsp;&pound;640.00</li><li>Electrical test Certificate: &pound;64.3</li><li>Total: <strong>&pound;704.39</strong></li></ul><p><strong>Materials:</strong></p><ul><li>MCB x 3: &pound;58.50&nbsp;</li><li>Socket x 3: &pound;58.50</li><li>4mm SVA x 50: &pound;104.00</li><li>Glands x 3: &pound;5.07</li><li>MDPE pipe x 1: &pound;32.50</li><li>110mm PVC pipe x 2: &pound;39.00</li><li>110mm fittings x 5: &pound;65.00</li><li>Total: <strong>&pound;362.57</strong></li></ul><p><strong>Disconnect the cabins: </strong></p><p>Labour: 4 hours at &pound;40 per hour:&nbsp;<strong>&pound;160.00</strong></p><p>Materials: Lock off kit and padlock:<strong> &pound;35.00</strong></p><p>Our total cost to carry out the above works&nbsp;hours shall be</p><p>&nbsp;</p>', NULL, 1261.96, 1261.96, NULL, NULL, NULL, 1449014400, NULL, 2197, NULL, NULL, NULL, 'Claire Grindley', 'clairegrindley@gdcmech.com', '', 'Helpdesk', 'To connect 3no cabins. 1x Toilet Block, 1x Canteen, 1x Drying Room', 'Richard Saville', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2254, '2015-12-02 17:26:30', '2016-07-28 14:53:17', NULL, 12, NULL, 13, 'Paid', 1, 'Nuffield Brondesbury Park Wellbeing, Sidmouth Road, Willesden, London, NW2 5JY', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove existing broken glass and dispose of.</li><li>Board to where glass had broken.&nbsp;</li><li>Return to site to remove boarding.&nbsp;</li><li>Supply &amp; install new 900mm x 800mm 8mm toughened glass, with 4 bolt holes in the corners and&nbsp;smoothed edges to free standing turnstiles.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;449.40</p>', NULL, 449.40, 449.40, NULL, NULL, NULL, 1449014400, NULL, 2198, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Repairs to broken glass', 'Elaine Allen', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2255, '2015-12-02 18:14:46', '2016-02-10 12:31:38', NULL, 12, NULL, 13, 'Survey', 1, '1 Westferry Circus', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1449014400, NULL, 2199, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Ease doors', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2256, '2015-12-02 18:17:22', '2016-02-10 12:28:36', NULL, 12, NULL, 13, 'Survey', 1, '1 Westferry Circus', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1449014400, NULL, 2200, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Install Posters', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2257, '2015-12-03 10:10:08', '2016-03-10 14:37:28', NULL, 29, NULL, 12, 'Paid', 1, '1 Westferry Circus, Canary Wharf, E14 4HA', NULL, '<p>To provide a Minor Works Manager on 7th January 2016 at the request of Enda Nally to liase&nbsp;with Bryan Da Costa regarding additional low level power to level 6.</p><p>&nbsp;</p><p>1no. day @ &pound;215.00</p>', NULL, 215.00, 215.00, NULL, NULL, NULL, 1452816000, NULL, 2201, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', 'Managing Director', 'Minor Works Manager', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2258, '2015-12-03 12:07:48', '2015-12-04 16:36:02', NULL, 12, NULL, 12, 'Quote Sent', 1, 'Langley Park, Pew Hill, Chippenham, Wiltshire, SN15 1GE', NULL, '<ul><li>Instruct&nbsp;Consulting Engineers to check the suitability of the existing roof structure to take the point and imposed loads of the new over cladding system and the solar panels. &nbsp;</li><li>Carry out condition survey before commencement of the works and issue photographic report. &nbsp;</li><li>Setting up of welfare facilities and site compound including fencing and suitable signage.</li><li>Erect access and protection scaffolding to all elevations and the roof. &nbsp;Provide debris protection over doorways and fence off pedestrian routes.</li><li>Supply Telehandler forklift and driver&nbsp;for the duration of the works to raise material to and from the roof. &nbsp;</li><li>Supply and install Euroclad 32/1000 insulated over&nbsp;cladding&nbsp;system. &nbsp;We have assumed insulation 100mm thick in addition to the existing insulated panel will meet current building regulations for insulation resistance. &nbsp;Incorporating galvanized eurobar and brackets fixed through the existing sheet into steel rails below. &nbsp;</li><li>We have included for new ridges, eaves flashings, aprons, barge boards and capping flashing to rear elevation. &nbsp;We have allowed for profiled fillers at ridge and eaves.</li><li>Supply and fit new valley and boundary wall liner gutters (Maxell) designed to increase capacity. &nbsp;Including welded stop ends, patch outlets. &nbsp;Gutter self-supporting off bottom rails. &nbsp;No work allowed to existing rain water pipes. &nbsp;To all buildings we have shown a price to remove and replace new Trimline cantilevered eaves gutters. &nbsp;These do not have to be replaced as the over cladding can incorporate a splash back flashing to divert water into the gutter from the raised eaves level. &nbsp;However we recommend that they are replaced. &nbsp;No allowance has been made to carry out any work to the rain water pipes.&nbsp;</li><li>Roof soil and vent pipes to&nbsp;be sealed using a rubber decktite&nbsp;pipe flashing.&nbsp;</li><li>Existing fall arrest line system to be removed and replaced with a new Latchway fall arrest system - Ridgeline type access from ladders installed from ground level (included elsewhere). &nbsp;</li><li>New CDM regulations require the project designer to consider safe access for future maintenance. &nbsp;It will be necessary to erect access ladders to allow safe access to the safety line system on the roofs.</li><li>Instruct Building Control to inspect the new roof system and approve. &nbsp;</li><li>Issuing of material warranties and guarantees on completion of the works. &nbsp;</li></ul><p><strong>EXCLUSIONS&nbsp;</strong></p><ul><li>No allowance has been made&nbsp;for the disconnection and reinstallation of vent and extract fan units. &nbsp;We assume this will be done by the client. &nbsp;We allow raising unit to new height on an adapter kerb,&nbsp;supplying welded aluminum soaker complete with extension plates up the ridge to provide a weather proof details. &nbsp;</li><li>The client will supply power and water free of charge. &nbsp;All services that affect the progress of the works to be moved by the client top allow the works to be completed in accordance with our quote without delaying our works. &nbsp;</li></ul><p><strong>BREAKDOWN</strong></p><p><strong>Johansson Unit</strong></p><p>Over Cladding: &pound;85,941.80</p><p>Access Scaffold and Protection: &pound;37,168.00</p><p>Eaves Gutter: &pound;15,180.00</p><p>Fall Arrest Line: &pound;20,240.00</p><p>Total: <strong>&pound;158,529.80</strong></p><p>&nbsp;</p><p><strong>Kilby Unit</strong></p><p>Over Cladding: &pound;85,941.80</p><p>Access Scaffold and Protection: &pound;37,168.00</p><p>Eaves Gutter: &pound;15,180.00</p><p>Fall Arrest Line: &pound;20,240.00</p><p>Total: <strong>&pound;158,529.80</strong></p><p>&nbsp;</p><p><strong>Losev Unit</strong></p><p>Over Cladding: &pound;85,941.80</p><p>Access Scaffold and Protection: &pound;37,168.00</p><p>Eaves Gutter: &pound;15,180.00</p><p>Fall Arrest Line: &pound;20,240.00</p><p>Total: <strong>&pound;158,529.80</strong></p><p>&nbsp;</p><p><strong>Maxwell Unit</strong></p><p>Over Cladding: &pound;102,072.85</p><p>Access Scaffold and Protection: &pound;20,309.00</p><p>Valley and Boundary Wall Gutter: &pound;25,300.00</p><p>Fall Arrest Line: &pound;9,660.00</p><p>Total:<strong> &pound;157,341.85</strong></p><p>&nbsp;</p><p><strong>5 no. Link Buildings</strong></p><p>Over Cladding: &pound;22,885.00</p><p>Access Scaffold and Protection: &pound;22,770.00</p><p>Eaves Gutter: &pound;7,590.00</p><p>Fall Arrest Line: &pound;9,085.00</p><p>Total: <strong>&pound;62,330.00</strong></p><p>&nbsp;</p><p>Design costs for Consulting Engineers (&pound;2,500 per building): <strong>&pound;10,000.00</strong></p><p>Building Control (&pound;500 per building): <strong>&pound;2,000.00</strong></p><p>Safe access ladders for future maintenance:<strong> &pound;25,000.00</strong></p><p>Welfare facilities and site compound: <strong>&pound;7,440.00</strong></p><p>&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 739701.25, 739701.25, NULL, NULL, NULL, 1449100800, NULL, 2202, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Over Cladding to Factory Units: Johansson, Kilby, Losev, Maxwell and 5 no. Link Buildings', 'Ed Grove', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2259, '2015-12-03 15:10:06', '2015-12-11 11:51:43', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Brockwell Park ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove all old putty and nails and dispose of.&nbsp;</li><li>Remove existing broken glass and dispose of.</li><li>Supply &amp; install new glass x 21.</li><li>To install putty to all edges.&nbsp;</li><li>Paint any disturbed area to where glass was installed.</li><li>Clean all newly installed glass.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,040.80</p><p>Breakdown:</p><p>Labour: &pound;520.00</p><p>Materials: &pound;520.80</p>', NULL, 1040.80, 1040.80, NULL, NULL, NULL, 1449100800, NULL, 2203, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace Missing And Broken Glass In Shelters', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2260, '2015-12-03 15:19:34', '2016-06-09 13:24:12', NULL, 29, NULL, 11, 'Paid', 1, 'Streatham Common Rookery', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to supply &amp; install a new flexihose with isolator and joint compound.</li><li>Supply &amp; install new metal access hatch.&nbsp;</li><li>Test and inspect for correct working order.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;345.00</p><p>Breakdown:</p><p>Labour: &pound;150.00</p><p>Materials: &pound;195.00</p>', NULL, 345.00, 345.00, NULL, NULL, NULL, 1449100800, NULL, 2204, NULL, NULL, '<p>1 x fleihose&nbsp;with isolator</p><p>1 x joint compound</p><p>1 x 2m length (200mm x 15mm)</p><p>Metal cover (207mm x 185mm)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Drinking Fountain Has Slight Leak ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2261, '2015-12-03 15:51:10', '2016-10-07 10:58:55', NULL, 12, NULL, 11, 'Quote Sent', 1, 'International House, Canterbury Crescent, London, SW9 7QE', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To supply &amp; install 1 cupboard with shelves.&nbsp;</li><li>To supply &amp; install 2 standing coat hooks.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;625.30</p><p>Breakdown:</p><p>Labour: &pound;130.00</p><p>Materials: &pound;495.30</p>', NULL, 625.30, 625.30, NULL, NULL, NULL, 1449100800, NULL, 2205, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', '2 Small 2 Door Cupboards To Install Each Side Of Server 7th Floor ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2262, '2015-12-03 16:36:30', '2016-10-21 12:09:52', NULL, 12, NULL, 13, 'Cancelled', 1, 'London Wall', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1449100800, NULL, 2206, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Gas check - See Q2318', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2263, '2015-12-03 16:37:11', '2016-03-04 13:58:49', NULL, 29, NULL, 19, 'Paid', 1, 'Winchester House', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Clean &amp; revive 8no doors as per survey.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 1190.00, 1190.00, NULL, NULL, NULL, 1449100800, NULL, 1504, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Ground floor meeting rooms French polishing', 'Dave Sabini', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2264, '2015-12-04 09:40:48', '2016-12-15 14:47:36', NULL, 12, NULL, 19, 'Paid', 1, 'Crossrail ', NULL, '<p>To provide continuous 24 hour call cover between the 24&nbsp;th&nbsp;December 2014&nbsp;&amp; 3rd&nbsp;January 2015 consisting of 3no operatives&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 3300.00, 3300.00, NULL, NULL, NULL, 1449187200, NULL, 2207, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', ' Christmas holiday period reactive call out', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2265, '2015-12-04 10:23:45', '2017-05-18 14:06:13', NULL, 12, NULL, 12, 'Paid', 1, '8-10 Southampton Row, London, WC1', NULL, '<ul><li>Specialist contractor to undertake emergency strapping works to the north and south roof chimney stack. &nbsp;North stack works include the installation of&nbsp;3 x 10 tonne ratchet closing webbed slings and debris netting surround. &nbsp;South stack works include a 600m x 75mm x 60mm stainless steel restraining bracket installed with chemical fixings, 3 x 10 tonne ratchet closing webbed slings and debris netting. &nbsp;This includes one abortive cost on 21/12/2015 due to access equipment arranged by Engie&nbsp;was not undertaken. &nbsp;</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;908.86</p><p>Specialist Contractor Visit 1: &pound;3,093.75</p><p>Specialist Contractor Visit 2: &pound;960.85</p><p>Parking &amp; Congestion Charges: &pound;74.00&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 5037.46, 5037.46, NULL, NULL, NULL, 1449187200, NULL, 2208, NULL, NULL, NULL, 'John Feagan', 'JohnFeagan@gdcmech.com', '07794 216161', 'Health and Safety Manager', 'Emergency Remedial Works to North and South Stacks', 'Keith Henderson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2266, '2015-12-04 11:50:48', '2016-06-09 13:27:10', NULL, 29, NULL, 11, 'Paid', 1, 'Streatham Common', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To supply &amp; install radar key lock to disabled toilet.&nbsp;</li><li>To test and inspect for correct working order.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;390.00</p><p>Breakdown:</p><p>Labour: &pound;130.00</p><p>Materials: &pound;260.00</p>', NULL, 390.00, 390.00, NULL, NULL, NULL, 1449187200, NULL, 2209, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Supply And Install Radar Key Lock To Disabled Toilet', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2267, '2015-12-04 11:53:49', '2016-10-07 11:41:19', NULL, 12, NULL, 11, 'Paid', 1, 'Norwood Park, Salters Hill, London, SE19 1DZ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operative to remove gully lids.&nbsp;</li><li>To remove akk debris and dispose of.</li><li>To flush through with water.&nbsp;</li><li>Re-instate gully lids.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;170.00</p>', NULL, 170.00, 170.00, NULL, NULL, NULL, 1449187200, NULL, 2210, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Clear Path Gully To Allow Free Running Water', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2268, '2015-12-04 13:37:18', '2016-05-12 10:50:53', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Bromley Wellbeing, Hayes Lane, Bromley, Kent, BR2 9EF', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to hack off existing damaged plaster to 1.2m from floor on 3 walls.</li><li>Render walls with waterproof in the render.</li><li>Float and set and allow to cure.</li><li>Paint all fresh render with dpm&nbsp;paint.</li><li>Apply thin coat of plaster.</li><li>Redecorate area to match existing as near as possible with steracryl paint.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;2,711.55</p><p>Breakdown:</p><p>Labour: &pound;1,680.00</p><p>Materials: &pound;1,031.55</p>', NULL, 2711.55, 2711.55, NULL, NULL, NULL, 1449187200, NULL, 2211, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Two Damps walls in male toilet ', 'Natania  Atkinson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2269, '2015-12-07 10:26:46', '2016-09-30 15:02:36', NULL, 12, NULL, 11, 'Quote Sent', 1, '192 Dawley Road, Hayes, Middlesex, UB3 1EH', NULL, '<p><!--[if !supportLists]-->1)&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Replacement of 8no. 58w Twin IP66 Fluorescent Light Fittings</strong></p><p>8x&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Removal and replacement of 8no. 58W twin fluorescent light fittings IP66</p><p>1x&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 3m Mobile Scaffold Tower</p><p><strong>Assumptions</strong></p><p>We have made the following assumptions:</p><ul><li>We have assumed that the installation will be carried out in one continuous visit</li><li>We have assumed that the parked vehicles in the area will be moved</li><li>We have assumed that carillion will close designated walkway under the canopy where lights are mounted</li></ul><p><strong>Standards, Regulations and Requirements</strong></p><p>We will comply with the latest editions of the following standards, codes of practice and regulations:</p><ul><li>International Electrical Code (IEC) Standards</li><li>The IEE Wiring Regulations for Electrical Installations</li><li>COSHH Regulations</li><li>Electricity at Work Regulations</li><li>Health &amp; Safety at Work Order</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;320.00</p><p>Materials: &pound;275.00</p><p>Access Equipment: &pound;110.00&nbsp;</p><p>Our total cost to carry out the above works in&nbsp;of normal working hours shall be</p>', NULL, 705.00, 705.00, NULL, NULL, NULL, 1449446400, NULL, 2212, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Replacement of 8no. 58w Twin IP66 Fluorescent Light Fittings', 'Richard Saville', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL);
INSERT INTO `quotes` (`id`, `created_at`, `updated_at`, `deleted_at`, `updated_by`, `deleted_by`, `creator`, `status`, `active`, `title`, `friendlyURL`, `description`, `totalCost`, `totalSell`, `totalProfit`, `deliveryCost`, `deliverySell`, `eCopyURL`, `date`, `address_id`, `job_id`, `custom1`, `custom2`, `custom3`, `signatory`, `signatoryEmail`, `signatoryPhone`, `signatoryJobTitle`, `project`, `contact`, `archived`, `materials_expected`, `materials_priced`, `materials_price_set`, `materials_price_set_by`, `head_office`, `quote_type`, `general_allowances`) VALUES
(2270, '2015-12-07 10:46:53', '2016-03-03 11:05:16', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Market Sports Shoreditch Wellbeing, 1-6 Batemans Row, Shoreditch, London, EC2A 3HH.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;</p><p>Breakdown:</p><p>Labour: &pound;</p><p>Materials: &pound;</p>', NULL, 200.00, 200.00, NULL, NULL, NULL, 1449446400, NULL, 2213, NULL, NULL, NULL, '', '', '', '', 'Cracked window on gym floor', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2271, '2015-12-07 10:48:16', '2015-12-21 11:08:32', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Tivoli Park, Knights Hill, SE27', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to supply &amp; install new spring gate to closer.</li><li>To test and inspect for correct working order.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;318.50</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;58.50</p>', NULL, 318.50, 318.50, NULL, NULL, NULL, 1449446400, NULL, 2214, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Front gate needs a spring loader', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2272, '2015-12-07 11:18:26', '2016-10-07 11:40:18', NULL, 12, NULL, 11, 'Quote Sent', 1, 'Norwood Park, Salters Hill, London, SE19 1DZ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To dig out in preparation for paving slabs.</li><li>To install type 1 aggregate.&nbsp;</li><li>To install previously used paving slabs.</li><li>To point all joints.</li><li>Cut the slabs where needed.&nbsp;</li><li>Remove all waste and dispose of.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;497.80</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;137.80</p><p>Plant &amp; Machinery: &pound;100.00</p>', NULL, 497.80, 497.80, NULL, NULL, NULL, 1449446400, NULL, 2215, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Install reused paving slabs at gate threshold into play area', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2273, '2015-12-07 11:19:23', '2016-10-07 11:40:36', NULL, 12, NULL, 11, 'Survey', 1, 'Norwood Park, Salters Hill, London, SE19 1DZ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1449446400, NULL, 2216, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Install artificial grass to sand pit area', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2274, '2015-12-07 11:20:21', '2016-10-07 11:40:55', NULL, 12, NULL, 11, 'Quote Sent', 1, 'Norwood Park, Salters Hill, London, SE19 1DZ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove existing damaged picnic table base and paving slabs and dispose of.</li><li>To fill area with top soil.&nbsp;</li><li>To supply &amp; install turf to affected area.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;245.00</p>', NULL, 245.00, 245.00, NULL, NULL, NULL, 1449446400, NULL, 2217, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Remove old picnic table base and slab base', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2275, '2015-12-07 11:41:28', '2016-05-12 10:58:51', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Battersea Wellbeing, Sheepcote Lane, (odd Latchmere Road), Battersea, London, SW11 5BT', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to make good to damaged areas in the men&#39;s changing room.&nbsp;</li><li>To paint the areas to match the existing as near as possible.&nbsp;</li><li>To remove all rubbish from site.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;410.00</p><p>Breakdown:</p><p>Labour: &pound;280.00</p><p>Materials: &pound;130.00</p>', NULL, 410.00, 410.00, NULL, NULL, NULL, 1449446400, NULL, 2218, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Mens changing room there is a big hole in the wall', 'Elaine Allen', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2276, '2015-12-07 15:07:27', '2016-03-10 14:41:36', NULL, 29, NULL, 11, 'Paid', 1, 'Euston Tower 22nd and 23rd Floor, 286 Euston Rd, NW13DP', NULL, '<ul><li>To supply and deliver 1no 7yd skip - &pound;345.00 including&nbsp;1 tonne waste. (Extra weight will be charged at &pound;160.00 per tonne or part of)</li><li>Labour costs,10no shifts at &pound;210.00 - &pound;2100.00</li><li>Cost for 2 tonnes&nbsp;additional weight from roll on roll off - &pound;320.00</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works&nbsp;shall be</p>', NULL, 2765.00, 2765.00, NULL, NULL, NULL, 1449446400, NULL, 2219, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Delivery Of Skip ', 'Billy Drummond', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2277, '2015-12-07 16:06:31', '2016-10-07 15:10:32', NULL, 12, NULL, 11, 'Quote Sent', 1, 'Unit 360, Stockley Close, West Drayton, UB7 9BL', NULL, '<ul><li>Installation of&nbsp;8no&nbsp;100W SON Light Bulbs for the lighting columns</li><li>Installation of 2no&nbsp;250W SON Floodlights to replace existing shattered lights</li><li>Installation of 3no&nbsp;100W Halogen Bulbs</li></ul><p><strong>Exclusions from the Scope of Supply</strong></p><p>The following items are specifically excluded from our scope of supply:</p><ul><li>&nbsp;No additional light fittings allowed in quote</li></ul><p><strong>Assumptions</strong></p><ul><li>We have made the following assumptions:</li></ul><p>&nbsp;We have assumed that the installation will be carried out as one continuous visit<!--[if gte vml 1]><o:wrapblock><v:shapetype id=\"_x0000_t75\"<br /><br /><br /><br />\n  coordsize=\"21600,21600\" o:spt=\"75\" o:preferrelative=\"t\" path=\"m@4@5l@4@11@9@11@9@5xe\"<br /><br /><br /><br />\n  filled=\"f\" stroked=\"f\"><br /><br /><br /><br />\n  <v:stroke joinstyle=\"miter\"/><br /><br /><br /><br />\n  <v:formulas><br /><br /><br /><br />\n   <v:f eqn=\"if lineDrawn pixelLineWidth 0\"/><br /><br /><br /><br />\n   <v:f eqn=\"sum @0 1 0\"/><br /><br /><br /><br />\n   <v:f eqn=\"sum 0 0 @1\"/><br /><br /><br /><br />\n   <v:f eqn=\"prod @2 1 2\"/><br /><br /><br /><br />\n   <v:f eqn=\"prod @3 21600 pixelWidth\"/><br /><br /><br /><br />\n   <v:f eqn=\"prod @3 21600 pixelHeight\"/><br /><br /><br /><br />\n   <v:f eqn=\"sum @0 0 1\"/><br /><br /><br /><br />\n   <v:f eqn=\"prod @6 1 2\"/><br /><br /><br /><br />\n   <v:f eqn=\"prod @7 21600 pixelWidth\"/><br /><br /><br /><br />\n   <v:f eqn=\"sum @8 21600 0\"/><br /><br /><br /><br />\n   <v:f eqn=\"prod @7 21600 pixelHeight\"/><br /><br /><br /><br />\n   <v:f eqn=\"sum @10 21600 0\"/><br /><br /><br /><br />\n  </v:formulas><br /><br /><br /><br />\n  <v:path o:extrusionok=\"f\" gradientshapeok=\"t\" o:connecttype=\"rect\"/><br /><br /><br /><br />\n  <o:lock v:ext=\"edit\" aspectratio=\"t\"/><br /><br /><br /><br />\n </v:shapetype><v:shape id=\"_x0000_s1026\" type=\"#_x0000_t75\" style=\'position:absolute;<br /><br /><br /><br />\n  left:0;text-align:left;margin-left:95.35pt;margin-top:28.4pt;width:163.55pt;<br /><br /><br /><br />\n  height:72.8pt;z-index:251656192;mso-position-horizontal:absolute;<br /><br /><br /><br />\n  mso-position-horizontal-relative:page;mso-position-vertical:absolute;<br /><br /><br /><br />\n  mso-position-vertical-relative:page\' o:allowincell=\"f\"><br /><br /><br /><br />\n  <v:imagedata src=\"file:///C:\\Users\\CLAIRE~1\\AppData\\Local\\Temp\\msohtmlclip1\\01\\clip_image001.jpg\"<br /><br /><br /><br />\n   o:title=\"\"/><br /><br /><br /><br />\n  <w:wrap anchorx=\"page\" anchory=\"page\"/><br /><br /><br /><br />\n </v:shape><![endif]--><!--[if !vml]--><!--[endif]--><!--[if gte vml 1]></o:wrapblock><![endif]--><!--[if gte vml 1]><v:shape<br /><br /><br /><br />\n id=\"_x0000_s1027\" style=\'position:absolute;left:0;text-align:left;<br /><br /><br /><br />\n margin-left:116.15pt;margin-top:263.55pt;width:.5pt;height:.45pt;z-index:-251659264;<br /><br /><br /><br />\n mso-position-horizontal:absolute;mso-position-horizontal-relative:page;<br /><br /><br /><br />\n mso-position-vertical:absolute;mso-position-vertical-relative:page\'<br /><br /><br /><br />\n coordsize=\"10,9\" o:allowincell=\"f\" path=\"m,9r10,l10,,,xe\" fillcolor=\"black\"<br /><br /><br /><br />\n stroked=\"f\"><br /><br /><br /><br />\n <w:wrap anchorx=\"page\" anchory=\"page\"/><br /><br /><br /><br />\n</v:shape><![endif]--><!--[if !vml]--><!--[endif]--><!--[if gte vml 1]><v:shape id=\"_x0000_s1028\"<br /><br /><br /><br />\n style=\'position:absolute;left:0;text-align:left;margin-left:467.25pt;<br /><br /><br /><br />\n margin-top:263.55pt;width:.45pt;height:.45pt;z-index:-251658240;<br /><br /><br /><br />\n mso-position-horizontal:absolute;mso-position-horizontal-relative:page;<br /><br /><br /><br />\n mso-position-vertical:absolute;mso-position-vertical-relative:page\'<br /><br /><br /><br />\n coordsize=\"9,9\" o:allowincell=\"f\" path=\"m,9r9,l9,,,xe\" fillcolor=\"black\"<br /><br /><br /><br />\n stroked=\"f\"><br /><br /><br /><br />\n <w:wrap anchorx=\"page\" anchory=\"page\"/><br /><br /><br /><br />\n</v:shape><![endif]--><!--[if !vml]--><!--[endif]--><!--[if gte vml 1]><v:polyline id=\"_x0000_s1029\"<br /><br /><br /><br />\n style=\'position:absolute;left:0;text-align:left;z-index:-251657216;<br /><br /><br /><br />\n mso-position-horizontal:absolute;mso-position-horizontal-relative:page;<br /><br /><br /><br />\n mso-position-vertical:absolute;mso-position-vertical-relative:page\' points=\"467.7pt,263.75pt,539.95pt,263.75pt\"<br /><br /><br /><br />\n coordsize=\"1445,0\" o:allowincell=\"f\" filled=\"f\" strokeweight=\".45pt\"><br /><br /><br /><br />\n <v:stroke joinstyle=\"miter\"/><br /><br /><br /><br />\n <w:wrap anchorx=\"page\" anchory=\"page\"/><br /><br /><br /><br />\n</v:polyline><![endif]--><!--[if !vml]--><!--[endif]--></p><p><strong>Standards, Regulations and Requirements</strong></p><p>We will comply with the latest editions of the following standards, codes of practice and regulations:</p><p>&nbsp;International Electrical Code (IEC) Standards</p><ul><li>&nbsp;The IEE Wiring Regulations for Electrical Installations</li><li>&nbsp;COSHH Regulations</li><li>&nbsp;Electricity at Work Regulations</li><li>&nbsp;Health &amp; Safety at Work Order</li><li>&nbsp;WEEE &ndash; Waste Electrical and Electronic Equipment Directive</li></ul><p><strong>Breakdown</strong></p><p>Labour - &pound;351.39</p><p>Materials -&nbsp;262.60</p><p>Access Equipment - &pound;149.50&nbsp;</p><p>Our total cost to carry out the above works&nbsp;shall be</p>', NULL, 763.49, 763.49, NULL, NULL, NULL, 1449446400, NULL, 2221, NULL, NULL, NULL, 'Claire Grindley', 'clairegrindley@gdcmech.com', '', 'Helpdesk', 'Additional External Lighting ', 'Richard Saville', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2278, '2015-12-07 16:23:35', '2015-12-08 13:38:42', NULL, 12, NULL, 20, 'Quote Sent', 1, '25 Florence Road, Abbey Wood, SE2', NULL, '<p>Operatives to apply protective sheeting to work routes and working areas.</p><p><strong><strong>Hallway</strong></strong></p><ul><li>Strip and prepare all walls&nbsp;ceilings and woodwork.</li><li>Re-plaster&nbsp;all walls and ceilings</li><li>Repaint all walls and ceilings including woodwork with two number coats</li><li>Install new carpet to hallway and stairs</li></ul><p><strong><strong>Living Room</strong></strong></p><ul><li>Strip and prepare walls ceilings and floor including all woodwork</li><li>Re&nbsp;plaster&nbsp;walls and ceiling</li><li>Repaint all woodwork</li><li>Apply two coats to walls and ceilings</li><li>Supply and&nbsp;fit a new internal door</li><li>Install new carpets</li></ul><p><strong>Kitchen</strong></p><ul><li>Remove and dispose of existing kitchen units work&nbsp;tops cupboards sink and existing tiling</li><li>Strip and prepare floor, ceiling and walls including existing woodwork</li><li>Re&nbsp;plaster ceiling and walls</li><li>Paint walls ceilings and woodwork</li><li>Install tiling above work&nbsp;tops and splash back</li><li>Lay new floor tiles</li><li>Supply and install new kitchen&nbsp;units&nbsp;work&nbsp;tops&nbsp;cupboards sink unit&nbsp;</li></ul><p>&nbsp;</p><p><strong>Conservatory</strong></p><ul><li>Remove and replace damaged panels and glass</li><li>Supply and fit new door including locks and handles</li></ul><p><strong>Bedroom 1</strong></p><ul><li>Strip and prepare walls ceilings and floor including all woodwork</li><li>Re&nbsp;plaster&nbsp;walls and ceiling</li><li>Repaint all woodwork</li><li>Apply two coats to walls and ceilings</li><li>Supply and&nbsp;fit a new internal door</li><li>Install new carpets</li></ul><p><strong>Bedroom 2</strong></p><ul><li>Strip and prepare walls ceilings and floor including all woodwork</li><li>Re&nbsp;plaster&nbsp;walls and ceiling</li><li>Repaint all woodwork</li><li>Apply two coats to walls and ceilings</li><li>Supply and&nbsp;fit a new internal door</li><li>Install new carpets</li></ul><p><strong>Bedroom 3</strong></p><ul><li>Strip and prepare walls ceilings and floor including all woodwork</li><li>Re&nbsp;plaster&nbsp;walls and ceiling</li><li>Repaint all woodwork</li><li>Apply two coats to walls and ceilings</li><li>Supply and&nbsp;fit a new internal door</li><li>Install new carpets</li></ul><p><strong>Bathroom</strong></p><ul><li>Remove old bathtub</li><li>Strip and prepare walls ceilings and floor including all woodwork</li><li>Re&nbsp;plaster&nbsp;walls and ceiling</li><li>Repaint all woodwork</li><li>Apply two coats to walls and ceilings</li><li>Supply and&nbsp;fit a new internal door</li><li>Supply and install new tiles</li><li>Lay new floor tiles</li><li>Supply and fit new bathroom suite including al required pipe&nbsp;work&nbsp;and drainage</li><li>Supply and fit new electric shower and extractor fan</li></ul><p><strong>Roof and loft</strong></p><ul><li>Clear rubbish from loft area</li><li>Replace damaged / missing roof tiles</li><li>Insulate and board loft floor</li></ul><p><strong>Rear Garden</strong></p><ul><li>Remove existing broken fencing</li><li>Supply and fit new panels including posts&nbsp;</li><li>Dispose of damaged shed and additional rubbish and waste</li><li>Supply and install new shed&nbsp;to existing base</li><li>Trim rear foliage&nbsp;and grass and dispose of waste</li></ul><p><strong>Gas and Electrical supply</strong></p><ul><li>To remove all existing gas and electrical services&nbsp;including existing &nbsp;boiler</li><li>To supply and fit new gas boiler including radiators to each room and proprietary pipe&nbsp;work</li><li>Rewire whole dwelling including installation of new sockets, switches, pendants &nbsp;and consumer unit</li><li>Undertake testing and inspection of gas and electrical system to ensure conformity including issued certification</li></ul><ul><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 38670.00, 38670.00, NULL, NULL, NULL, 1449446400, NULL, 2220, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Complete Renovation Of Property Including Services', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2279, '2015-12-07 16:41:41', '2016-08-31 09:51:29', NULL, 12, NULL, 13, 'Paid', 1, 'Lansdowne Youth Centre, 280 South Lambeth Road, London, SW8 1UJ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 393.00, 393.00, NULL, NULL, NULL, 1449446400, NULL, 2222, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Door Repairs', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2280, '2015-12-07 16:46:16', '2016-05-12 11:00:27', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Battersea Wellbeing, Sheepcote Lane, (odd Latchmere Road), Battersea, London, SW11 5BT', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove damaged flooring and dispose of.</li><li>To thoroughly prepare the floor for installation of new flooring.&nbsp;</li><li>To supply &amp; install new flooring with upstands.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of&nbsp;normal working hours shall be &pound;1,902.00</p><p>Breakdown:</p><p>Labour: &pound;990.00</p><p>Materials: &pound;912.00</p>', NULL, 1902.00, 1902.00, NULL, NULL, NULL, 1449446400, NULL, 2223, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Flooring damaged from a leak in the mens changing rooms', 'Elaine Allen', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2281, '2015-12-07 16:47:13', '2016-04-14 12:16:12', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Battersea Wellbeing, Sheepcote Lane, (odd Latchmere Road), Battersea, London, SW11 5BT', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 200.00, 200.00, NULL, NULL, NULL, 1449446400, NULL, 2224, NULL, NULL, NULL, '', '', '', '', 'Reception Area - Atrium glass roof leaking', 'Elaine Allen', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2282, '2015-12-08 09:55:45', '2016-04-08 09:59:52', NULL, 29, NULL, 19, 'Paid', 1, 'Canary wharf box', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li></ul><p><strong>Scaffolding&nbsp;</strong></p><ul><li>Based on the scaffold design we have allowed to transfer scaffolding at ground level entrance via staircases to the platform. The scaffolding structure will be erected as per design to encompass the double boarding working access platform, double toe board protection, and four number single leaf fire doors and staircase access route and the substantial amount of kentledge counterbalancing. - <strong>&pound;267,703.00</strong></li></ul><p><strong>Full Fire Blanket</strong></p><ul><li>&nbsp;To install the Crossrail compliant fire blanket, integrated within the design to fully protect as per specification. The fire curtain to be installed as previous via steel angle and clamping system, supported and interlinked every 5 meters intervals through eyelets to maintain fire integrity throughout.&nbsp;The fire blanket is used as fire protective barrier to provide a 60 minute barrier between the tunnel and station platform, the Barrier is installed full height turning at a 90 degree angle and a further turn at a 45 degree angle to suit Crossrail design and specification. It is sealed and secured with high pressure adhesive and clamped at high and low levels with full length steel angle brackets. The barrier is overlapping 100mm every 1. 3mtrs and stapled together as per design. - <strong>&pound;134,263.80 &nbsp; &nbsp;</strong></li></ul><p><strong>Design Framework &amp; Fire Exit Modules</strong></p><ul><li>To construct framework integrated within the design drawing, layered within the scaffolding and to fire blanket. Full height protective hoarding to be installed to new frame work, removable fire door module systems to be incorporated within hoarding for relocation of fire exits to suit ongoing compliant works. - <strong>&pound;128,189.00</strong></li></ul><p><strong>Waste Transfer Under License</strong></p><ul><li>To supply operatives to upkeep site, remove all packaging, off cuts and general debris in preparation for safe disposal of transferred waste from site.&nbsp;A labour to clean up areas on site and transfer all rubbish and offcuts to skips. &nbsp;1. no labourer to clean up 2 hrs per day 6 days per week. - <strong>&pound;2,448.000</strong></li></ul><p><strong>Health &amp; safety Implementation &amp; equipment</strong></p><ul><li>Attendance of sheq manager for duration of works and meeting. To undertake inspections of hoarding and fire barriers during installation and on completion of works. - <strong>&pound;7,745.00</strong></li></ul><p><strong>Management and site supervision</strong></p><ul><li>Working Supervision and management of trade specific work throughout project. Liaison and site meeting attendance and reporting project data.&nbsp;The costs are based on 1 no. charge hands (based on the Crossrail schedule of rates) for a period of 8 weeks. - <strong>&pound;13,448.00</strong></li></ul><p><strong>Access equipment &amp; plant</strong></p><ul><li>Access equipment Plant for the transportation and lifting of all equipment within each level, from delivery to level minus five, and for the installation of works. The costs are based on 4 no. powered pallet trucks (hired), 1 number fork lift and operators within the platform areas and external loading area. - <strong>&pound;24,810.00</strong></li></ul><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 578606.80, 578606.80, NULL, NULL, NULL, 1449532800, NULL, 2225, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', '-5 Platform Scaffolding and Hoarding', 'Simon Joice', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2283, '2015-12-08 11:15:28', '2015-12-08 11:15:28', NULL, 12, NULL, 12, 'Survey', 1, 'Kempton Court Tenant Mr Mudd ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1449532800, NULL, 2226, NULL, NULL, NULL, 'John Feagan', 'JohnFeagan@gdcmech.com', '07794 216161', 'Health and Safety Advisor', 'Install Bespoke Door Sets', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2284, '2015-12-08 13:04:54', '2015-12-08 13:05:09', NULL, 19, NULL, 19, 'Quote Sent', 1, 'Queen elizabeth park ', NULL, '<p><strong>Area 01 (Adjacent Copper Box)&nbsp;</strong></p><ul><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Erect Public protective fencing</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->GPR Scan</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Excavate and lay new fence concrete base to match existing</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Drill and install fence posts manufactured to match existing</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Install fence panels (Free issue) to posts and secure</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Supply and install gates, single leaf double set</li></ul><p><strong>Sub Total Area O1 &pound;10,985.00</strong></p><p><strong>Area 02 Timber Lodge (Olympic Park Avenue)&nbsp;</strong></p><ul><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Erect Public protective fencing</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->GPR Scan</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Excavate and lay new fence concrete base to match existing</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Drill and install fence posts manufactured to match existing</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Install fence panels (Free issue) to posts and secure</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Supply and install gates, single leaf double set</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Supply and install demountable S/S Sheffield bollards</li><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Supply and install 3 black coated static bollards to match</li></ul><p><strong>Area 02 (Ground works)&nbsp;</strong></p><ul><li><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Plain off 30mm of tarmac and lay 30mm of 6mm DBM,&nbsp; area 8 x 16 meters&sup2;</li></ul><p><strong>Sub total Area O2 &pound;25,455.00</strong></p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 36440.00, 36440.00, NULL, NULL, NULL, 1449532800, NULL, 2227, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'North park fencing', 'Simon Joice', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2285, '2015-12-08 13:35:27', '2015-12-08 13:43:24', NULL, 11, NULL, 11, 'Quote Sent', 1, 'Skipton House', NULL, '<ul><li>To supply and deliver 7no fire extinguishers</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 545.00, 545.00, NULL, NULL, NULL, 1449532800, NULL, 2228, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Supply and Delivery of 7no Fire Extinguishers', 'Billy Drummond', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2286, '2015-12-08 16:00:58', '2015-12-08 16:10:38', NULL, 9, NULL, 9, 'Quote Sent', 1, 'Belmarsh YOI', NULL, '<p>it is assumed that MITIE will be responsible for all CDM requirments for this project ( no costs have been allowed for CDM)</p><p>it is assumed that the work area will be locked and free of prisoners.</p><p>it is assumed that we will not have any downtime during works ( any down time will result in counter charging @ &pound;45.00+VAT per hour)</p><p>all site inductions will take place prior to works commencing.</p><p>&nbsp;</p><p><strong>Scaffolding works</strong></p><p>to supply, erect, and strike on completion the following:</p><ul><li>Fully Boarded Independent Scaffolding/Birdcage to enable works on both landings up to ceiling level.(24.0m x 3.3m x 6.7m)</li><li>Fully boarded birdcages on both Staircases to enable overhead works on ceilings (Each 4.0m x 3.3m x 6.7m)</li><li>Central Hoisting Area in the middle of scaffolding</li><li>motorised hoist iinstalled</li><li>?weekly inspections</li></ul><p><strong>Our total cost to carry out the above works in normal working hours shall be &pound;27,024.50+VAT</strong></p><p><strong>metal fabrication works</strong></p><p>Item 1</p><p>Our price to Extend &amp; Fix new Balustrading to the 66 Meter Run of Existing handrail and Mesh Panels . along the Corridor with in the young Offenders Wing</p><p>This will Comprise of Cutting the Existing 50mm tubular handrail off and Extending the 80x40mm Rectangle Box- Section . to a height of 1400mm which will be Sleeved into the Existing Section and welded Fully all round to Support the Structure with a bevel of (150 Degree pitch ) which will be welded on to a 1meter Section and Returned in to the Void Area with a 100x10mm plate on the end to Fix into the Concrete Void Area with 2No M12 Resin &ndash; Anchors .</p><p>This process will be Repeated along the length of the Baulstrading&nbsp; untill Complete .</p><p>Once this has been Done there will be 40x40x6mm Galvanised angle frame which will have a 50x50x8g Weld Mesh panel welded to the inside of the frame .</p><p>There will be Approximate 68No panels Required . to infill the whole length of both sides and the Extentions to the Void Areas which will go in between the Standards at high level .</p><p>The panels will be fixed with 4No Anti- theft Bolts with Tube spacers in between through the Box Section Standards . All to match Existing on site .</p><p>All powder coated After Green only Box &ndash;Section Standards &amp; Galvanised Panels .</p><p>&nbsp;</p><p>Item2</p><p>To Supply &amp; Fix 90x90x6mm Box &ndash;Section Frames to the Existing Landing Areas on the Existing Staircases&nbsp; 2no Required this will be Fabricated with 3No posts going on top of the Existing 200x150x10mm Rectangle Box Section up right Across the landing level .</p><p>These will be plated at the bottom and welded to the Structure at Certain Centres . with a Mitred &ndash;Section going up into the Existing void Area . which will be welded to Suit the pitch to form a Roof Detail and 100x10mm plates welded on and 2No M12 Resin &ndash; Anchors fixed in to the Concrete .</p><p>There will be intermediate Sections welded in between out of 60x60x6mm Box Section to form the Centres for the new Weldmesh panels to be bolted in to with Anti- Theft Bolts &amp; Tube Spacers .</p><p>All powder Coated After &amp; Galvanised Panels .</p><p>&nbsp;</p><p>Item3</p><p>To Supply &amp; Fix Various Lengths of 125x65mm Channel cut to length to go over the Existing Lugs around the Steel Wall plate which houses the Existing Weldmesh</p><p>Cage Platform which is Secured to the 50x30x8mm Mild Steel Lugs. With Heavy Duty Springs clipped on to the lugs .</p><p>These will be Removed from the Lugs and the Cage platform removed and Disposed off .</p><p>Once this has been done the Various lengths of Channel which will be capped off both &ndash;ends to stop any Obstructions with in the channel . And Stiched welded over the Existing Lugs to hide them . All round the 66 Meter Run .</p><p>This will hide them as in Due Course if you ever needed to Re-Use the Steel Lugs the Joints will only have to be Ground off to Relocate the Springs back in to possition if Required .</p><p>&nbsp;</p><p>Onc Coat Zinc &ndash;Phosphate Primer .&nbsp;</p><p><strong>Our total cost to carry out the above works in normal working hours shall be &pound;137,544.52+VAT</strong></p><p><strong>we envisage the site install to take 4 no. weeks ( 20 no. shifts in hours)</strong></p><p>all prices include protection and cleaning of areas.</p><p>costs allows&nbsp;for a site supervisor to be in attendance for all works</p><p>costs allows for 1 managers shift per week,</p>', NULL, 164569.02, 164569.02, NULL, NULL, NULL, 1449532800, NULL, 2229, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'G spur hand rails and fencing', 'Patrick Coleman', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2287, '2015-12-09 09:24:06', '2016-06-09 13:20:30', NULL, 29, NULL, 13, 'Paid', 1, 'Dexter Adventure Playground, SE24 OLN', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 498.00, 498.00, NULL, NULL, NULL, 1449619200, NULL, 2230, NULL, NULL, NULL, '', '', '', '', 'The main wooden gate is faulty and keeps opening', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2288, '2015-12-09 14:27:55', '2015-12-11 11:01:55', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Westferry circus 7th floor ', NULL, '<p>it is assumed that there is suitable space on the local under floor power track.</p><ul><li>Operatives to attend site and sign in</li><li>operatives to install barriers to work area</li><li>1 no. floor box to be installed ( location to be agreed with cofeley&nbsp;representative)</li><li>floor box to be connected to the under floor power track using a 32A 5M track lead</li><li>floor box to be tested for power</li><li>carper to be cut to suit new layout.</li><li>a minor works certificate to be issued on completion&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;635.00+VAT</p><p>Labour - &pound;350.00+VAT</p><p>Materials -&pound;285.00+VAT</p><p><strong>Lead time on floor boxes is 3 - 5 days.</strong></p>', NULL, 635.00, 635.00, NULL, NULL, NULL, 1449619200, NULL, 2231, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'floor box installation to desk WF7 YO35 (W/O 7274)', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2289, '2015-12-09 15:33:30', '2015-12-11 10:29:02', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 westferry circus 6th ', NULL, '<ul><li>Operatives to attend site and sign in</li><li>operative to mechanically fix up to 10&nbsp;no. signs to walls and columns as shown by Colin Halmkan.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;395.00+VAT</p><p>&nbsp;</p><p>&nbsp;</p>', NULL, 395.00, 395.00, NULL, NULL, NULL, 1449619200, NULL, 2232, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'mechanically fix signs to columns and walls (W/O 7225)', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2290, '2015-12-09 16:09:20', '2015-12-09 16:09:20', NULL, 19, NULL, 19, 'Survey', 1, 'Citibank CGC2 Levels 28-30 ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Supply and install 6no brushed stainless steel protective sheeting to doors</li><li>On completion leave work area in clean and tidy condition&nbsp;</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 10640.00, 10640.00, NULL, NULL, NULL, 1447027200, NULL, 2233, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Stainless Steel Door Protection ', 'Darren Shiner', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2291, '2015-12-10 12:39:51', '2016-05-19 10:46:05', NULL, 29, NULL, 13, 'Paid', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives took the waste apart, cleaned and unblocked.</li><li>Tested and inspected for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;88.00</p>', NULL, 88.00, 88.00, NULL, NULL, NULL, 1449705600, NULL, 2234, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Ground floor urinal leaking', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2292, '2015-12-10 15:36:16', '2015-12-10 15:36:16', NULL, 13, NULL, 13, 'Survey', 1, 'Hoo Junction', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1449705600, NULL, 2235, NULL, NULL, NULL, '', '', '', '', 'Various works', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2293, '2015-12-10 15:49:38', '2016-03-10 14:49:31', NULL, 29, NULL, 13, 'Paid', 1, '1 Westferry Circus, Canary Wharf, London, E14 4HA', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 262.68, 262.68, NULL, NULL, NULL, 1449705600, NULL, 2236, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Supply and install ballast in Colin Gainsford office following on from recent survey', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2294, '2015-12-11 09:47:39', '2016-04-15 15:12:46', NULL, 12, NULL, 9, 'Cancelled', 1, '1 Westferry circus 6th and 7th floor', NULL, '<ul><li>2 no. Operatives to attend site out of hours</li><li>podium tower to be erected by PASMA&nbsp;trained operative</li><li>barriers to be installed around work area.</li><li>commence with installing convex mirrors to the 6th and 7th floor vending areas ( as shown by Cofely PM)</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;1360.00</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;590.00</strong></p><p><strong>Materials - &pound;620.00</strong></p><p><strong>Access equipment&nbsp;- &pound;150.00</strong></p>', NULL, 1360.00, 1360.00, NULL, NULL, NULL, 1449792000, NULL, 2237, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'install convex mirrors (W/O 7275)', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2295, '2015-12-11 14:53:42', '2016-03-10 14:45:13', NULL, 29, NULL, 13, 'Paid', 1, 'Pier Road, North Woolwich, E16', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 510.16, 510.16, NULL, NULL, NULL, 1449792000, NULL, 2238, NULL, NULL, NULL, '', '', '', '', 'Repair railings that have come away from the fixings', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2296, '2015-12-11 15:28:25', '2016-04-14 12:18:04', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Leatherhead Wellbeing, The Crescent, Leatherhead, Surrey, KT22 8DY', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 250.00, 250.00, NULL, NULL, NULL, 1449792000, NULL, 2239, NULL, NULL, NULL, '', '', '', '', 'Heavy leak in carpark coming from the showers', 'Kirstie Fletcher', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2297, '2015-12-11 15:31:38', '2015-12-11 15:31:45', NULL, 11, NULL, 11, 'Quote Sent', 1, 'Kempton Court Flat Mr Mudd', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove existing door set, relocate for disposal&nbsp;</li><li>To prepare existing aperture for install&nbsp;</li><li>To install bespoke door set as per agreed specification&nbsp;</li><li>To undertake remedial repairs to frame&nbsp;</li><li>To undertake decorative works to match existing&nbsp;</li><li>To undertake functionality test of the doors&nbsp;</li><li>Remove all protection including transit routes&nbsp;</li><li>Undertake housekeeping to work area</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 7567.20, 7567.20, NULL, NULL, NULL, 1449792000, NULL, 2240, NULL, NULL, NULL, 'John Feagan', 'JohnFeagan@gdcmech.com', '07794 216161', 'Health and Safety Advisor', 'Replace Bespoke Door Set ', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2298, '2015-12-14 09:54:37', '2016-03-04 13:59:25', NULL, 29, NULL, 19, 'Paid', 1, '99 bishopsgate 18th floor', NULL, '<ul><li>Supply Nespresso coffee machine and deliver to site.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 230.00, 230.00, NULL, NULL, NULL, 1450051200, NULL, 2241, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Supply Nespresso coffee machine', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2299, '2015-12-14 10:46:28', '2016-06-09 13:26:08', NULL, 29, NULL, 13, 'Paid', 1, 'New Cross Gate ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove existing defective fans in the welfare unit and dispose of.</li><li>Supply &amp; install 2 new fans in the welfare unit.&nbsp;</li><li>Test and inspect correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;263.50</p><p>Breakdown:</p><p>Labour:&nbsp;&pound;130.00</p><p>Materials: &pound;133.50</p>', NULL, 263.50, 263.50, NULL, NULL, NULL, 1450051200, NULL, 2242, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Supply ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2300, '2015-12-14 14:42:22', '2016-10-07 11:39:58', NULL, 12, NULL, 11, 'Quote Sent', 1, 'Norwood Park, Salters Hill, London, SE19 1DZ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to break out concrete where the cover is.</li><li>To reset the existing cover.</li><li>To render and make good to area.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;694.00</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;134.00</p>', NULL, 694.00, 694.00, NULL, NULL, NULL, 1450051200, NULL, 2243, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Repair Drain Cover In Water Play Area', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2301, '2015-12-14 14:46:28', '2016-01-28 13:58:46', NULL, 11, NULL, 11, 'Survey', 1, 'VOID', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1450051200, NULL, 2244, NULL, NULL, '<p>See photos and worksheet</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'VOID', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2302, '2015-12-14 14:48:05', '2016-01-26 17:09:27', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Tivoli Park ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove existing defective tarmacdam and dispose of to a specialized waste facility.</li><li>To further reduce levels which prove defective.</li><li>To place type 1 roadstone and thoroughly&nbsp;compact.</li><li>To lay 100mm of concrete onto the previously compacted roundstone to a height of 10mm&nbsp;below the existing finished floor level.</li><li>To allow the concrete to cure.&nbsp;</li><li>To apply bitumaus primer to the concrete.</li><li>To install 10mm of &quot;cold lay&quot; tarmac to finish flush and run continuously with the existing.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;2,380.00</p><p>Breakdown:</p><p>Labour: &pound;1,560.00</p><p>Materials:&nbsp;&pound;380.00</p><p>Waste: &pound;300.00</p><p>Plant &nbsp;&amp; Machinery: &pound;140.00</p>', NULL, 2380.00, 2380.00, NULL, NULL, NULL, 1450051200, NULL, 2245, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Asphalt Repairs Required On Foot Path ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2303, '2015-12-14 14:55:31', '2015-12-18 14:56:17', NULL, 13, NULL, 11, 'Survey', 1, 'Streatham Cemetary', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;</p><p>Breakdown:</p><p>Labour:</p><p>Materials: &pound;</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1450051200, NULL, 2246, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak In Roof', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2304, '2015-12-14 16:26:13', '2016-04-21 12:05:13', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Bishops Stordford Wellbeing, Anchor Street, Bishops Stortford, Hertfordshire. CM23 3BP', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove top flashing.</li><li>Remove old sponge filler and old mastic.&nbsp;</li><li>Fit new sponge infill with mastic top and bottom.&nbsp;</li><li>Securely place flashing into place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;492.00</p><p>Breakdown:</p><p>Labour: &pound;280.00</p><p>Materials: &pound;212.00</p>', NULL, 492.00, 492.00, NULL, NULL, NULL, 1450051200, NULL, 2247, NULL, NULL, '<p>New sponge infill under top flashing</p><p>roofing mastic - rivits.</p><p>See worksheet</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak in stairwell', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2305, '2015-12-15 15:21:41', '2015-12-15 15:21:50', NULL, 19, NULL, 19, 'Quote Sent', 1, 'Citi bank 25-33 canada square ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Remove plasterboard walls to create opening for new door set.</li><li>Make wall areas after door installation &amp; decorate.</li><li>On completion remove all debris for safe disposal and leave work area in clean &amp; tidy condition.</li></ul><p><strong>Ceiling tiles to be removed by others</strong></p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 980.00, 980.00, NULL, NULL, NULL, 1450137600, NULL, 2248, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Ground floor security office removal of plasterboard walls', 'Steve Ledger', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2306, '2015-12-16 09:41:17', '2016-01-25 11:31:56', NULL, 21, NULL, 11, 'Paid', 1, 'HG Timber, Swallowfield Way, Hayes, UB3 1ET ', NULL, '<p>We have allowed for the following scope of works associated with the HG Timber Light Replacements:</p><p><strong>Replacement SON Bulbs</strong></p><p>12x Removal and replacement of SON&rsquo;s 250W</p><p><strong>Assumptions</strong></p><p>We have made the following assumptions:</p><ul><li>We have assumed that the installation will be carried out in one continuous visit</li><li>We have assumed that the columns will be dropped by others as discussed onsite</li></ul><p><strong>Standards, Regulations and Requirements</strong></p><p>We will comply with the latest editions of the following standards, codes of practice and regulations:</p><ul><li>&nbsp;International Electrical Code (IEC) Standards</li><li>The IEE Wiring Regulations for Electrical Installations</li><li>&nbsp;COSHH Regulations</li><li>&nbsp;Electricity at Work Regulations</li><li>Health &amp; Safety at Work Order</li></ul><p><strong>Breakdown</strong>&nbsp;</p><p>Labour - &pound;320.00 (8&nbsp;hours @ &pound;40.00 per hour)&nbsp;</p><p>Materials - &pound;219.50 (12 no. bulbs @ &pound;18.29 per bulb)</p><p>Our total cost to carry out the above works shall be:</p>', NULL, 539.50, 539.50, NULL, NULL, NULL, 1450224000, NULL, 2249, NULL, NULL, NULL, 'Claire Grindley', 'clairegrindley@gdcmech.com', '', 'Helpdesk', 'Issues With The Flood Lights', 'David Smart', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2307, '2015-12-16 09:46:22', '2016-09-30 15:44:58', NULL, 12, NULL, 11, 'Paid', 1, '192 Dawley Road, Hayes, Middlesex, UB3 1EH ', NULL, '<p><strong>Visit 1</strong></p><ul><li>Our plumber attended site on&nbsp;16th December 2015 to survey issues with boiler.&nbsp;</li><li>Zip Hydroboil water heater scaled up and spout leaking needs to be replaced.&nbsp;</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;170.00</p><p><strong>Visit 2</strong></p><ul><li>Our plumber attended 25th January 2016 to install&nbsp;1no new Zip Hydro Boiler, tested and left in good working order.</li><li>Site to be left clean and tidy.</li></ul><p><strong>Breakdown&nbsp;</strong></p><p>Labour:&nbsp;&pound;170.00</p><p>Our total cost to carry out the above works shall be</p>', NULL, 340.00, 340.00, NULL, NULL, NULL, 1450224000, NULL, 2250, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Office On 1st Floor Issues With The Zip Boiler', 'David Smart', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL);
INSERT INTO `quotes` (`id`, `created_at`, `updated_at`, `deleted_at`, `updated_by`, `deleted_by`, `creator`, `status`, `active`, `title`, `friendlyURL`, `description`, `totalCost`, `totalSell`, `totalProfit`, `deliveryCost`, `deliverySell`, `eCopyURL`, `date`, `address_id`, `job_id`, `custom1`, `custom2`, `custom3`, `signatory`, `signatoryEmail`, `signatoryPhone`, `signatoryJobTitle`, `project`, `contact`, `archived`, `materials_expected`, `materials_priced`, `materials_price_set`, `materials_price_set_by`, `head_office`, `quote_type`, `general_allowances`) VALUES
(2308, '2015-12-16 09:51:56', '2016-02-24 11:43:49', NULL, 13, NULL, 13, 'Quote Sent', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to investigate the toilet overflowing.&nbsp;</li><li>Adjusted the existing ball cock.</li><li>Test for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;88.00</p>', NULL, 88.00, 88.00, NULL, NULL, NULL, 1450224000, NULL, 2251, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak in Welfare Unit', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2309, '2015-12-16 10:00:29', '2016-10-07 15:31:57', NULL, 12, NULL, 11, 'Cancelled', 1, 'Acton Goods Yard, Horn Lane, Acton, W3 0BP', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1450224000, NULL, 2252, NULL, NULL, NULL, 'Claire Grindley', 'clairegrindley@gdcmech.com', '', 'Helpdesk', 'Urinal On The 1st Floor At Acton Is Blocked And Unusable', 'Gavin Owens', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2310, '2015-12-16 11:03:55', '2016-05-06 09:50:56', NULL, 29, NULL, 13, 'Paid', 1, 'Old Library Youth Centre', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 195.00, 195.00, NULL, NULL, NULL, 1450224000, NULL, 2253, NULL, NULL, NULL, '', '', '', '', 'Secure door', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2311, '2015-12-16 11:52:40', '2016-11-18 12:55:44', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Wellbeing Croydon, 619, Colonnades, 1 Purley Way, Croydon CR0 4RJ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to carefully remove urinals and vanity panels and set aside.</li><li>To remove the 1st &amp; 2nd level wall panels and dispose of.</li><li>To supply &amp; install 10no&nbsp;total wall panels to replace those removed of a colour of the clients choice.&nbsp;</li><li>To re-install previously set aside sanitary ware.</li><li>To apply sanitary silicone to all abutments.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;2,705.00</p><p>Breakdown:</p><p>Labour: &pound;1,980.00</p><p>Materials: &pound;925.00</p>', NULL, 2705.00, 2705.00, NULL, NULL, NULL, 1450224000, NULL, 2255, NULL, NULL, '<p>Please see worksheet and photos.</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace panels behind urinal x 3', 'Kirstie Fletcher', 0, '2016-08-09 12:00:00', NULL, NULL, NULL, NULL, 'quote', NULL),
(2312, '2015-12-16 11:53:37', '2016-01-12 11:56:12', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Nuff Wellbeing, Croydon 619, Colonnades, 1 Purley Way, Croydon CR0 4RJ', NULL, '<p>The grouting within this area is in urgent need of attention to replace the tile grout and clean the surrounding tiles. The area is in excess of 200sq meters.&nbsp;</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove grout as necessary and thoroughly clean the affected areas.&nbsp;</li><li>To clean and renovate affected tiles.&nbsp;</li><li>To re-grout area to material colour to match the existing.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;2,184.00</p><p>Breakdown:</p><p>Labour: &pound;1,980.00</p><p>Materials: &pound;204.00</p>', NULL, 2184.00, 2184.00, NULL, NULL, NULL, 1450224000, NULL, 2256, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Re-grout poolside ', 'Kirstie Fletcher', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2313, '2015-12-16 11:54:22', '2015-12-23 15:13:43', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Nuff Wellbeing, Croydon 619, Colonnades, 1 Purley Way, Croydon CR0 4RJ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To isolate the water supply.&nbsp;</li><li>Operatives to remove existing defective taps and dispose of.</li><li>Supply &amp; install 4 new mixer taps.</li><li>Reinstate the water supply.</li><li>Test and inspect for correct working order.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;504.00</p><p>This price is based on the existing taps having local isolations valves.</p><p>Breakdown:</p><p>Labour: &pound;140.00</p><p>Materials: &pound;364.00</p>', NULL, 504.00, 504.00, NULL, NULL, NULL, 1450224000, NULL, 2257, NULL, NULL, '<p>4 mixer taps doesnt need to match existing but need 4 of the same. See photos</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace mixer taps in female toilet x4', 'Kirstie Fletcher', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2314, '2015-12-16 11:59:20', '2016-10-07 13:35:21', NULL, 12, NULL, 9, 'Quote Sent', 1, 'Darent Valley Hospital, Darenth Wood Road, Dartford, Kent, DA2 8DA', NULL, '<p>it is assumed that all door controllers will be removed prior to gdc arriving on site.(Cost does not allow for any down time)</p><p>lead time on all doors is 15 working days.</p><p>cost does not allow for any decoration works</p><p>Item 1 - Archive Room - 1 no.&nbsp;SG Double with defalite core 1780mm&nbsp;by 2458mm</p><p>item 2 - post room - &nbsp;1 no. SG Double with a dufalite core 1780mm by 2458mm</p><p>item 3 - Procurement room - 1 no. SG Double with a dufalite core 1780mm&nbsp;by 2485mm&nbsp;( reinforcement included in cost)</p><p>item 4 - pump room opposite site offices - 2 no. SG double with a dufalite core 2680mm&nbsp;by 2690mm</p><p>&nbsp;</p><p><strong>Our total cost&nbsp;to supply and install the above doorsin normal working hours is &pound;13,599.60+VAT</strong></p><p>&nbsp;</p>', NULL, 13599.60, 13599.60, NULL, NULL, NULL, 1450224000, NULL, 2254, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'replace external doors', 'Danny Nash', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2315, '2015-12-16 12:06:12', '2015-12-16 12:06:12', NULL, 12, NULL, 12, 'Survey', 1, 'London Metropolitan University', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1450224000, NULL, 2258, NULL, NULL, NULL, 'John Feagan', 'JohnFeagan@gdcmech.com', '07794 216161', 'Health and Safety Advisor', 'Room MG3-5 - Soft joint repairs and decorative works.', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2316, '2015-12-16 13:39:10', '2016-04-15 15:13:00', NULL, 12, NULL, 9, 'Cancelled', 1, '1 Westferry circus ', NULL, '<p>it is assumed that these works will be completed out of normal working hours.</p><p>fire isolations will need to be in place for each floor.</p><p>once works are completed a cofely representative to walkthrough the floors to sign off works.</p><ul><li>Operatives to attend site and sign in</li><li>RAMS to be signed by all operatives</li><li>10 no. doors which where proven to be tight in frames to be removed from frames and set to one side.</li><li>all doors to be cut to size using an electric planer (dust extractor to be installed)</li><li>doors to be reinstated and put into use</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;1,570.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour&nbsp;- &pound;1,420.00+VAT -&nbsp;4 NO. carpenter shifts ( out of hours)</strong></p><p><strong>protection - &pound;150.00+VAT</strong></p>', NULL, 1570.00, 1570.00, NULL, NULL, NULL, 1450224000, NULL, 2259, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'door adjustments 6th, 7th and 8th floor', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2317, '2015-12-16 13:48:01', '2015-12-16 13:48:01', NULL, 13, NULL, 13, 'Survey', 1, 'Canning Town Warehouse. ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1450224000, NULL, 2260, NULL, NULL, NULL, '', '', '', '', 'Hot water boiler repairs', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2318, '2015-12-16 13:59:53', '2016-03-10 14:45:38', NULL, 29, NULL, 12, 'Paid', 1, '3 London Wall', NULL, '<ul><li>To carry out emergency gas safety test and inspection. &nbsp;</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;0.00</p><p>Materials: &pound;510.00</p><p>Our total cost to carry out the above works in of normal working hours shall be</p>', NULL, 510.00, 510.00, NULL, NULL, NULL, 1450224000, NULL, 2261, NULL, NULL, NULL, 'John Feagan', 'JohnFeagan@gdcmech.com', '07794 216161', 'Health and Safety Advisor', 'Gas Feed Room and Associated Corridor - Gas leak survey', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2319, '2015-12-16 14:01:12', '2018-09-10 11:16:36', NULL, 35, NULL, 13, 'Cancelled', 1, 'Willington Road Youth Centre, 55 Willington Road, London, SW9 9NB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To supply &amp; install 4x metal clad, surface mounted double sockets&nbsp;in staff office area along with 30m cabling to link the sockets back to the MEM DB located in the electrical cupboard (cable will be routed through the ceiling space.)</li><li>Supply &amp; install 1 x MCB suitably rated for the new sockets.&nbsp;</li><li>Test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;656.17</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;96.17</p>', NULL, 656.17, 656.17, NULL, NULL, NULL, 1450224000, NULL, 2262, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Faulty plug sockets, boards and joints. (Staff Office)', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2320, '2015-12-17 10:13:58', '2016-10-07 10:58:38', NULL, 12, NULL, 13, 'Quote Sent', 1, 'International House, Canterbury Crescent, London, SW9 7QE', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To 12no&nbsp;separate areas where displays have been removed.</li><li>Erect safe working scaffolding.</li><li>Fill/rub and throughly&nbsp;prepare surfaces prior to paint application.&nbsp;</li><li>To apply 2 coats dulux emulsion pain to previously prepared surfaces.</li><li>To dismantle scaffolding.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;3,478.00</p><p>Breakdown:</p><p>Labour: &pound;3,000.00</p><p>Materials: &pound;348.00</p><p>Access Equipment: &pound;78.00</p>', NULL, 3478.00, 3478.00, NULL, NULL, NULL, 1450310400, NULL, 2263, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Painting of walls from 11th to Ground in main stairwell', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2321, '2015-12-17 10:55:55', '2016-05-05 10:57:09', NULL, 29, NULL, 13, 'Paid', 1, 'Nuffield Health, High Point Village, Station Approach, Hayes, Middlesex, UB3 4FL', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To disconnect water&nbsp;supply to urinal.&nbsp;</li><li>To remove from the paneling.&nbsp;</li><li>Replace the trap.&nbsp;</li><li>Re-instate the water supply.</li><li>Reseal the panelling.&nbsp;</li><li>Test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;368.60</p><p>Breakdown:</p><p>Labour: &pound;280.00</p><p>Materials: &pound;88.60</p>', NULL, 368.60, 368.60, NULL, NULL, NULL, 1450310400, NULL, 2264, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Blocked urinal ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2322, '2015-12-17 11:26:43', '2017-04-21 14:48:44', NULL, 29, NULL, 13, 'Paid', 1, 'Waterloo Library, 114-118 Lower Marsh, SE1 7AG', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To erect safe working scaffolding.&nbsp;</li><li>To clear the entire rainwater guttering system including the downpipes.</li><li>To further ensure that the rainwater drainage system is free of blockage and watertight.</li><li>To remove all debris from site.</li><li>To dismantle scaffolding.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;698.00</p><p>Breakdown:</p><p>Labour: &pound;520.00</p><p>Materials: &pound;58.00</p><p>Plant &amp; Access Equipment:&nbsp;&pound;120.00</p>', NULL, 698.00, 698.00, NULL, NULL, NULL, 1450310400, NULL, 2266, NULL, NULL, '<p>scaffold tower&nbsp;</p><p>please see quote and worksheet&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Damage to ceiling in corner. ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2323, '2015-12-17 13:34:05', '2016-10-07 13:35:02', NULL, 12, NULL, 9, 'Quote Sent', 1, 'Darent Valley Hospital, Darenth Wood Road, Dartford, Kent, DA2 8DA', NULL, '<p>it is assumed that the work area will be clear of staff and public as there are dirty as well as noisy works.</p><p>costs do not cover any form of down time ( this will be chargeable at &pound;45 per man per hour)</p><ul><li>operatives to attend site and sign in</li><li>operatives to sign RAMS</li><li>site protection to be installed ( including barriers and signage)</li><li>2 no. existing doors to be removed</li><li>walls to be adapted to suit 2 no. new anti ligature doors</li><li>install 2 no. new&nbsp;Primed frames with Oak doors FD30 anti barricade Anti Liguarature with 200 x 800 Vistamatic panels Single 910 x 2100.</li><li>anti ligature door furniture to be installed.</li><li>1 no cut out of 1000mm by 800mm&nbsp;to be made to form viewing point</li><li>perspex&nbsp;to be installed to fit cut out</li><li>1 way mirror film to be installed over perspex</li><li>walls to be made good and decorated ( paint colour chosen by client)</li><li>woodwork to be decorated ( client to choose colours)</li><li>lighting to have switching reconfigured from manual switching to passive infrared detectors.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;9,095.00+VAT</p><p>BREAKDOWN</p><p>Labour&nbsp;- &pound;1,850.00+VAT</p><p>Materials - &pound;7,020.00+VAT</p><p>Waste - &pound;150.00+VAT</p><p>Protection - &pound;75.00+VAT</p><p>&nbsp;</p>', NULL, 9095.00, 9095.00, NULL, NULL, NULL, 1450310400, NULL, 2265, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Mental assessment ward a', 'Steve Noble', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2324, '2015-12-17 16:00:50', '2015-12-17 16:00:50', NULL, 19, NULL, 19, 'Survey', 1, 'Winchester house', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To supply and install 2 rows of 50mm opal frost squares after removing any existing<br />small dots to East &amp; West entrance doors on levels 2 to 6 and the east face on level 7</li><li>On completion leave working areas in clean &amp; tidy condition.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 1326.00, 1326.00, NULL, NULL, NULL, 1450310400, NULL, 2267, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'East & West main lift lobbies Levels 2-7 Manifestation', 'Michael Pryke', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2325, '2015-12-17 16:08:21', '2015-12-22 17:37:55', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Nuffield Wellbeing, West Byfleet, Pyrford Road, Woking, GU22 8UQ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Scaffolding to be erected.&nbsp;</li><li>Existing handrail to be removed from roof and set aside.</li><li>Temporary handrail system installed.&nbsp;</li><li>Operatives to remove existing roof materials to entire flat roof area as per site survey.</li><li>Operatives to check the roof sub structure is secure and water tight.&nbsp;</li><li>To supply &amp; install insulation.&nbsp;</li><li>To supply &amp; install&nbsp;self&nbsp;adhered membrane.&nbsp;</li><li>To remove ridge tiles and set aside for re-use.&nbsp;</li><li>To remove broken tiles on the pitched roof and dispose of.</li><li>Supply &amp; install new tiles where needed to match as near as possible.&nbsp;</li><li>Re-instate the ridge tiles and check all roof sealed.&nbsp;</li><li>Temporary handrail system dismantled.&nbsp;</li><li>To re-instate previously set aside handrail and secure in to place.&nbsp;</li><li>Dismantle scaffolding.&nbsp;</li><li>To check ceiling is secured correctly to load bearing ceiling.&nbsp;</li><li>Carry out repairs as necessary.</li><li>Remove damaged ceiling tiles and dispose of.&nbsp;</li><li>Supply &amp; install new ceiling tiles where needed.&nbsp;</li><li>To hack of existing damaged plaster to walls damaged by the leak&nbsp;6no meeting/office&nbsp;rooms.&nbsp;</li><li>To thoroughly prepare the area.</li><li>To render area with sufficient water proof additives.&nbsp;</li><li>To level the render and leave to cure.</li><li>To plaster the previously rendered areas and leave to cure.&nbsp;</li><li>To supply &amp; install a mist coat to all plastered areas.</li><li>To rub down and prepare area for painting.&nbsp;</li><li>To apply white paint to areas.&nbsp;</li><li>To replace any damaged skirting and re-decorate.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;133,359.00</p><p>The price is based on 3-4 weeks external repairs and 4 weeks internal repairs.&nbsp;</p><p>Breakdown:</p><p>Labour: &pound;24,820.00</p><p>Materials: &pound;23,647.00</p><p>Waste: &pound;3,892.00</p><p>Scaffolding: &pound;69,900.00</p><p>Access equipment: &pound;6,000.00</p><p>Health &amp; safety Equipment: &pound;3,600.00</p><p>Operating &amp; Maintenance Manual, &pound;1,500.00</p>', NULL, 133359.00, 133359.00, NULL, NULL, NULL, 1450310400, NULL, 2268, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Roof Leaks ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2326, '2015-12-17 16:09:25', '2015-12-18 14:37:39', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Nuffield Wellbeing, West Byfleet, Pyrford Road, Woking, GU22 8UQ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove existing broken lock and dispose of.</li><li>To replace new lock and handle.</li><li>Test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;452.70</p><p>Breakdown:</p><p>Labour: &pound;155.00</p><p>Materials: &pound;297.70</p>', NULL, 452.70, 452.70, NULL, NULL, NULL, 1450310400, NULL, 2269, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Issues With The Lock ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2327, '2015-12-17 16:10:33', '2015-12-18 14:13:12', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Nuffield Wellbeing, West Byfleet, Pyrford Road, Woking, GU22 8UQ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Remove existing pumps and dispose of.</li><li>Supply &amp; install 2 new plumps.</li><li>Replace timber on board.&nbsp;</li><li>Test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;11,595.80</p><p>Breakdown:</p><p>Labour: &pound;1,120.00</p><p>Materials: &pound;10,405.80</p><p>Waste: &pound;70.00</p>', NULL, 11595.80, 11595.80, NULL, NULL, NULL, 1450310400, NULL, 2270, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Install 2no New Pumps', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2328, '2015-12-17 16:32:50', '2016-03-03 12:00:21', NULL, 29, NULL, 19, 'Paid', 1, '8/9 Harbour Exchange south Quay', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Install 50&nbsp;m2&nbsp;of new ceiling grid for lower ceiling supply &amp; fit ( ceiling tiles already on site)</li><li>Supply &amp; fit 16&nbsp;lm&nbsp;of new bulk head with F trim top and bottom.</li><li>Reinstate 400&nbsp;m2&nbsp;of second hand ceiling grid and check hangers..</li><li>Install all ceiling tiles 1500 m2</li><li>Make good wall areas in plant room ready to receive&nbsp;decoration.</li><li>Apply 2no coats of Dulux&nbsp;Ral 9016 vinyl matt to wall areas.</li><li>Uplift existing flooring in plant room and dispose of safely.</li><li>Apply self leveling compound to floor areas.</li><li>Supply and install New Polysafe&nbsp;(Grey) safety flooring to prepared areas within plant rooms.</li><li>On completion leave work areas in clean &amp; tidy condition.</li><li>Site to be left clean and tidy.</li><li>&nbsp;</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 12463.00, 12463.00, NULL, NULL, NULL, 1450310400, NULL, 2271, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Level 5 ceiling and plant room works', 'Paul Jackson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2329, '2015-12-17 16:50:11', '2015-12-18 09:46:19', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Westferry circus 8th floor', NULL, '<ul><li>Operatives to attend site and sign in</li><li>wall panels to be removed and set to one side</li><li>ply sheeting to be installed to the back of metal panels to strengthen</li><li>metal panels to be cut to fit 1 no. double socket outlet and 1 no. single gang back box ( height to be confirmed by client)</li><li>1 no. track lead to be installed to new socket outlet ( partition floor track to be cut to fit through all required wiring and containment)</li><li>rcd protected socket outlet to be second fixed</li><li>1 no. draw&nbsp;wire to be installed from single back box to floor void</li><li>wall panels to be reinstated</li><li>tracklead to be plugged into underfloor&nbsp;power track</li><li>socket to have all required tests carried out</li><li>all results recorded and certificate issued on completion</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;1,050.00+VAT</p><p>BREAKDOWN</p><p>Labour&nbsp;- &pound;900.00+VAT</p><p>Materials - &pound;150.00+VAT</p>', NULL, 1050.00, 1050.00, NULL, NULL, NULL, 1450310400, NULL, 2272, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'wall strengthening to office for tv', 'Enda Nally', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2330, '2015-12-17 17:03:44', '2016-05-12 10:40:15', NULL, 29, NULL, 11, 'Paid', 1, 'Nuffield Wellbeing, Hornbeam Park Road, Harrogate, HG2 8RA', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 150.00, 150.00, NULL, NULL, NULL, 1450310400, NULL, 2273, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Minor Leak In Gym Near Electrics ', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2331, '2015-12-17 18:20:36', '2017-04-18 12:24:39', NULL, 12, NULL, 13, 'Survey', 1, 'King\'s Yard, 1 Waterden Road, Queen Elizabeth Olympic Park, London, E15 2GP ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1450310400, NULL, 2274, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak coming from underneath the sink in the 1st floor kitchen', 'Navardo King', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2332, '2015-12-18 09:47:01', '2016-06-10 14:26:10', NULL, 29, NULL, 13, 'Paid', 1, 'Streatham Green, SW16 6HF.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove existing herris fencing.&nbsp;</li><li>Remove existing debris.&nbsp;</li><li>To repoint the slabs where needed.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;358.00</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;98.00</p>', NULL, 358.00, 358.00, NULL, NULL, NULL, 1450396800, NULL, 2275, NULL, NULL, '<p>Flat Bed</p><p>Sand Cement</p><p>Brooms</p><p>Rubble Sacks</p><p>&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Capping/covering of defunct pavement uplighting units ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2333, '2015-12-18 09:47:58', '2016-06-09 13:27:38', NULL, 29, NULL, 13, 'Paid', 1, 'Streatham Green, SW16 6HF.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 251.10, 251.10, NULL, NULL, NULL, 1450396800, NULL, 2276, NULL, NULL, '<p>see worksheet &amp; photos for drain cover needed</p>', '', '', '', '', 'Dyce Fountain', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2334, '2015-12-18 10:22:31', '2015-12-18 10:22:39', NULL, 9, NULL, 9, 'Quote Sent', 1, 'coutts bank the strand', NULL, '<p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Budget cost includes for 3 site visits and a survey report on the findings of the site visits and inspected intrusive survey works.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->The fee also includes for specifying the intrusive survey but excludes any builders works ( carillion to carry out all builders works)</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->We understand that an asbestos survey of the area is available for review prior to commencement of the survey works.</p><p>&nbsp;</p><p>Our budget cost to carry out the above works in / out of normal working hours shall be &pound;5,500.00+VAT</p>', NULL, 5500.00, 5500.00, NULL, NULL, NULL, 1450396800, NULL, 2277, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', '4th floor structural survey', 'Gregory Nash', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2335, '2015-12-18 12:44:21', '2015-12-18 16:08:20', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Nuffield Wellbeing Railton Road GU2 9JX', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove existing pumps and dispose of.&nbsp;</li><li>Operatives to replace 2 pumps and expansion vessel.</li><li>To test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;2,538.04</p><p>Breakdown:</p><p>Labour: &pound;1,960.00</p><p>Materials: &pound;1,418.04</p>', NULL, 2538.04, 2538.04, NULL, NULL, NULL, 1450396800, NULL, 2278, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace 2no Pumps ', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2336, '2015-12-18 13:37:32', '2016-02-24 12:07:06', NULL, 13, NULL, 11, 'Quote Sent', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove the existing 6 faulty lamps and dispose of.</li><li>To supply &amp; install 6 new lamps.&nbsp;</li><li>Test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;128.00</p><p>&nbsp;</p>', NULL, 128.00, 128.00, NULL, NULL, NULL, 1450396800, NULL, 2279, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Faulty Lights Ground ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2337, '2015-12-18 14:53:30', '2016-01-28 10:43:22', NULL, 29, NULL, 19, 'Paid', 1, 'Claycots school Slough', NULL, '<ol><li>For the manufacture of digitally printed wall graphics and installation.&nbsp;</li><li>For the manufacture and installation of of frosted vinyl&nbsp;window manifestations.</li><li>Leave work area in clean and tidy condition.&nbsp;</li></ol><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 1015.00, 1015.00, NULL, NULL, NULL, 1450396800, NULL, 2281, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Supply and install wall graphics', 'Keith Henderson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2338, '2015-12-18 14:57:47', '2016-10-07 11:38:52', NULL, 12, NULL, 13, 'Quote Sent', 1, 'Norwood Park, Salters Hill, London, SE19 1DZ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove gully lids.&nbsp;</li><li>To remove all debris and dispose of.</li><li>To supply &amp; install new lids.&nbsp;</li><li>To rod out&nbsp;gullys.&nbsp;</li><li>Flush through&nbsp;gullys.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,553.00</p><p>Breakdown:</p><p>Labour: &pound;1,120.00</p><p>Materials: &pound;433.00</p>', NULL, 1553.00, 1553.00, NULL, NULL, NULL, 1450396800, NULL, 2282, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Clear debris from path drain gullys (80m run)', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2339, '2015-12-18 16:58:49', '2015-12-18 16:59:16', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Westferry circus 8th floor', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>operatives to install boxing section to wall to house new black out blinds and accommodate new projector screen</li><li>boxing to be filled and decorated</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in&nbsp;out of normal working hours shall be &pound;2,450.00+VAT</p>', NULL, 2450.00, 2450.00, NULL, NULL, NULL, 1450396800, NULL, 2283, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'installation of boxing section for black out blinds', 'Enda Nally', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2340, '2015-12-18 17:14:46', '2016-06-09 10:32:03', NULL, 29, NULL, 12, 'Paid', 1, '39 Park Avenue, Southall, Middlesex, UB1 3AJ', NULL, '<p>To re-instate / complete the installation of the earthing within the kiosk back to the MET and DNO incomer. To reinstate / complete the installation of the supply cabling within the kiosk from the DNO meter cabinet to the main 315A switched fused isolator. To reinstate / complete the installation of supply cabling within the kiosk from the main 315A switched fused isolator to the busbar panel. Reinstate / Complete installation of supply cabling within the kiosk from the busbar panel to the 3 x 100A switched fused isolators.Reinstate and supply as required all trunking lids within the kiosk. Undertake a dead test and supply results to the DNO supplier upon their request. Once kiosk is energised revisit to undertake all live tests and issue test certification as required.</p><p>Breakdown</p><p>Labour: 631.72</p><p>Materials: &pound;178.04</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 809.76, 809.76, NULL, NULL, NULL, 1450396800, NULL, 2284, NULL, NULL, NULL, 'John Feagan', 'JohnFeagan@gdcmech.com', '07794 216161', 'Health and Safety Advisor', 'Reinstatement of existing electrical supply gear within DNO kiosk', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2341, '2015-12-21 09:46:01', '2016-03-11 14:28:29', NULL, 29, NULL, 11, 'Paid', 1, '192 Dawley Road, Hayes, Middlesex, UB3 1EH', NULL, '<p>Our electrician attended site on 21st December 2015.</p><ul><li>Carried out the following works as agreed:-</li><li>1 x Light in cleaners room with 5ft tube and starter.&nbsp;</li><li>1 x Light on upstairs landing with starter</li><li>1 x Light above printer in network rail offices with 5ft tube, starter and electronic ballast.</li><li>2 x Lights in kitchen of Carillion offices with 5ft tubes and starters&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;180.00 (4.5 hours @&nbsp;&pound;40.00 per hour)</p><p>Materials: &pound;65.50</p><ul><li>5ft tube x 4 (&pound;7.50&nbsp;each) = &pound;30.00</li><li>Starter x 5 (&pound;4.10 each) = &pound;20.50</li><li>Electronic ballast x 1 = &pound;15.00</li></ul><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 245.50, 245.50, NULL, NULL, NULL, 1450656000, NULL, 2285, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Replaced Lights in Cleaners Room, Upstairs Landing, Above Printer and Kitchen', 'Richard Saville', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2342, '2015-12-21 11:59:12', '2015-12-21 11:59:22', NULL, 9, NULL, 9, 'Quote Sent', 1, 'Winchester House ground and 1st floor', NULL, '<ul><li>Operatives to attend site and sign in.</li><li>operatives to visually survey all riser cupboards on the ground and 1st floor</li><li>drawings to be marked and photographic evidence taken</li><li>short report to be produced and sent</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;1,544.00</p>', NULL, 1544.00, 1544.00, NULL, NULL, NULL, 1450656000, NULL, 2286, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'fire stopping and rodent survey ', 'Dave Sabini', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2343, '2015-12-21 14:29:45', '2016-05-12 11:04:03', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff St Albans, Highfield Park Dr, St Albans, Hertfordshire AL4 0AH', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove existing cracked mirror and dispose of.</li><li>To supply &amp; install new mirror and secure in to place.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;335.00</p><p>Breakdown:</p><p>Labour: &pound;140.00</p><p>Materials: &pound;195.00</p>', NULL, 335.00, 335.00, NULL, NULL, NULL, 1450656000, NULL, 2287, NULL, NULL, '<p>New Mirror - 1625 X 1205</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Cracked mirror in free weights area', 'Kirstie Fletcher', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2344, '2015-12-21 14:30:36', '2016-04-14 12:17:23', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff St Albans, Highfield Park Dr, St Albans, Hertfordshire AL4 0AH', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 250.00, 250.00, NULL, NULL, NULL, 1450656000, NULL, 2288, NULL, NULL, '<p>5 new mixtap&nbsp;shower (see photos)</p>', '', '', '', '', 'Leaking showers in the mens changing room', 'Kirstie Fletcher', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2345, '2015-12-21 14:37:22', '2016-05-19 10:45:02', NULL, 29, NULL, 13, 'Paid', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Lifted all manholes around the welfare unit.</li><li>Cleared the blockages.</li><li>Hosed down all the manholes.</li><li>Checked water flow and left in working order.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;88.00</p>', NULL, 88.00, 88.00, NULL, NULL, NULL, 1450656000, NULL, 2289, NULL, NULL, '<p>Test.&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Toilets backing up in the welfare unit ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2346, '2015-12-21 16:07:17', '2015-12-21 16:07:48', NULL, 9, NULL, 9, 'Quote Sent', 1, 'EE unit 4520, solihull business park, Birmingham, west Midlands, B37 3YN', NULL, '<p>it is assumed that the chilled beam system will be running prior to GDC attending site.</p><p>it is assumed that a norlands engineer ( who is familiar with the chilled beam system)&nbsp;will be onsite to assist the leak detection operatives with gaining access to the chilled beam system and switching on and off when needed.</p><p>it is assumed that no staff will be onsite during these works.</p><ul><li>Operatives to attend site and sign in.</li><li>operatives to read and sign &nbsp;issued RAMS</li><li>protection to be installed to work areas</li><li>scaffold tower to be erected ( by PASMA trained operative)</li><li>ceiling to be accessed by thermal imaging specialist</li><li>pipe work supplying ceiling chillled beams to have thermal imaging carrie out to check for leaks.</li><li>photographic evidence to be recorded</li><li>Site to be left clean and tidy.</li><li>a full report will be issued on completion</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;12,545.00+VAT</p>', NULL, 12545.00, 12545.00, NULL, NULL, NULL, 1450656000, NULL, 2290, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Thermal imaging to chilled ceiling beams', 'Andrew Coultas', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2347, '2015-12-21 17:07:32', '2016-09-21 13:13:53', NULL, 12, NULL, 13, 'Paid', 1, 'Nuffield Wellbeing, 3 Larkswood Leisure Park, 175 New Road, Chingford, E4 9EY', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove existing damaged glass and dispose of.</li><li>Supply &amp; install new glass and secure in to place.</li><li>To remove all rubbish from site.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;865.00</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;305.00</p>', NULL, 865.00, 865.00, NULL, NULL, NULL, 1450656000, NULL, 2291, NULL, NULL, '<p>price is subject to proper survey</p><p>&pound;650 +vat&nbsp;</p><p>&nbsp;</p><p>&nbsp;</p><p>Window</p><p>May need a crane as bollards are in the way&nbsp;</p><p>Please see worksheet</p><p>Please speak to (Steve for materials and how we are accessing this)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Cracked window on poolside - Causing a leak when it rains', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2348, '2015-12-21 17:30:37', '2016-07-21 11:14:33', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Brighton Hospital, Warren Road, Brighton, BN2 6DX', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove the existing defective chiller water pump.</li><li>Operatives to refurbish and carry out repairs to the pump.&nbsp;</li><li>To reinstate the chiller water pump.&nbsp;</li><li>To test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;4,518.50</p>', NULL, 4518.50, 4518.50, NULL, NULL, NULL, 1450656000, NULL, 2292, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Repairs to pumps', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2349, '2015-12-22 09:42:57', '2015-12-22 09:42:57', NULL, 11, NULL, 11, 'Survey', 1, 'Pelham Road, Gravesend, DA11 OHZ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1450742400, NULL, 2293, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', 'Managing Director', 'Survey For Re-Decoration', 'Gina Williamson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2350, '2015-12-22 10:55:02', '2016-05-19 10:37:41', NULL, 29, NULL, 13, 'Paid', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove existing defective lamps and dispose of.</li><li>Operatives to replace 2 lamps.</li><li>To test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;123.00</p>', NULL, 123.00, 123.00, NULL, NULL, NULL, 1450742400, NULL, 2294, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Light not working in the stairs', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2351, '2015-12-22 11:08:51', '2016-01-08 14:45:40', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Nuff Fulham Wellbeing, Stevenage Road, Bishops Park, Fulham, London, SW6 6PF.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove existing vanity work&nbsp;top in female changing room and dispose of.</li><li>To supply &amp; install new vanity&nbsp;work&nbsp;top.</li><li>To secure in to place.</li><li>All waste to be removed from site.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;4,036.50</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;3,476.50</p>', NULL, 4036.50, 4036.50, NULL, NULL, NULL, 1450742400, NULL, 2295, NULL, NULL, '<p>Please see photos and worksheet. Molded worktop.&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace vanity worktop in female change', 'Elaine Allen', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2352, '2015-12-22 14:22:24', '2016-03-10 14:50:05', NULL, 29, NULL, 12, 'Paid', 1, '130 Wilton Road, London, SW1V 1LQ', NULL, '<ul><li>Our electrician attended on 22nd December to disconnect power to IT cabins and consumer unit and pulled out cable.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 160.00, 160.00, NULL, NULL, NULL, 1450742400, NULL, 2296, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Decommission Fixed Wired IT Equipment', 'Ian Hall', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2353, '2015-12-22 14:40:35', '2016-09-09 10:04:31', NULL, 12, NULL, 13, 'Paid', 1, 'Lambeth Walk Day Centre, 109 Lambeth Walk, London, SE11 6EE', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;</p>', NULL, 208.00, 208.00, NULL, NULL, NULL, 1450742400, NULL, 2297, NULL, NULL, '<p>finger trap shield is broken &amp; needs replacing 1925mm (if under &pound;100.00 please order.)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Automatic door repairs', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2354, '2015-12-22 14:41:18', '2017-02-08 11:18:11', NULL, 12, NULL, 13, 'Paid', 1, 'Durning Library, 167 Kennington Lane, London, SE11 4HF', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To supply &amp; install wire mesh to exterior railing by stairwell.</li><li>To secure in to place.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;793.00</p><p>Breakdown:</p><p>Labour: &pound;520.00</p><p>Materials: &pound;273.00</p>', NULL, 793.00, 793.00, NULL, NULL, NULL, 1450742400, NULL, 2298, NULL, NULL, '<p>Please see worksheet and photos.</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Wire mesh required for exterior railings', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2355, '2015-12-22 15:05:11', '2015-12-22 15:05:11', NULL, 11, NULL, 11, 'Survey', 1, 'Brixton Tate Library ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1450742400, NULL, 2299, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Anti Slip Flooring/Metal Grid Needed Outside Area Near Toilet', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2356, '2015-12-22 15:20:45', '2016-01-08 16:00:45', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Holmewood Gardens, SW2', NULL, '<p>Option 1</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to supply &amp; install Green coated wire mesh to fence approx&nbsp;5m.</li><li>To secure in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working&nbsp;hours shall be &pound;345.00</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;85.00</p><p>Option 2</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to supply &amp; install&nbsp;Green coated wire mesh&nbsp;to fence&nbsp;approx&nbsp;350m.</li><li>To secure in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;3,614.00</p><p>Breakdown:</p><p>Labour: &pound;1,560.00</p><p>Materials: &pound;2,054.00</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1450742400, NULL, 2300, NULL, NULL, '<p>Please see worksheets.</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'The fence is situated at the north entrance of the park', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2357, '2015-12-23 09:43:28', '2016-05-06 09:53:31', NULL, 29, NULL, 13, 'Paid', 1, '321 Whitechapel Road, London E1 1BU', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 1362.36, 1362.36, NULL, NULL, NULL, 1450828800, NULL, 2301, NULL, NULL, '<p>Mesh to prevent rubbish &amp; cig butts.</p><p>Weed Killer</p><p>Brushes</p><p>Kiln dry sand&nbsp;</p><p>tools</p><p>rubble sacks</p>', '', '', '', '', 'Installation of the gate', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL);
INSERT INTO `quotes` (`id`, `created_at`, `updated_at`, `deleted_at`, `updated_by`, `deleted_by`, `creator`, `status`, `active`, `title`, `friendlyURL`, `description`, `totalCost`, `totalSell`, `totalProfit`, `deliveryCost`, `deliverySell`, `eCopyURL`, `date`, `address_id`, `job_id`, `custom1`, `custom2`, `custom3`, `signatory`, `signatoryEmail`, `signatoryPhone`, `signatoryJobTitle`, `project`, `contact`, `archived`, `materials_expected`, `materials_priced`, `materials_price_set`, `materials_price_set_by`, `head_office`, `quote_type`, `general_allowances`) VALUES
(2358, '2015-12-23 10:55:41', '2015-12-23 10:56:11', NULL, 9, NULL, 9, 'Quote Sent', 1, '6-8 Bishopsgate 10th floor', NULL, '<p>we envisage the below works to take 2 no. working shifts and then a further 24 hours for the mastic to dry</p><p>the below cost is to complete&nbsp;all shower cubicles over 1 no. weekend.</p><ul><li>Operatives to attend site and sign in</li><li>all operatives to read and sign RAMS.</li><li>commence with removing the existing&nbsp;faulty shower doors.</li><li>existing shower doors to be disposed of correctly</li><li>new BI-FOLD shower doors to be installed to be installed. ( lakes bathrooms semi frameless bi fold door&nbsp;1850mm&nbsp;by 760mm - 820mm adjustable)</li><li>new shower doors&nbsp;to be sealed and left for 24 hours ( signage to be installed)</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;4,869.40+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;1,930.00+VAT</strong></p><p><strong>Materials - &pound;2,634.40+VAT</strong></p><p><strong>protection - &pound;50.00+VAT</strong></p><p><strong>Waste - &pound;75.00+VAT</strong></p><p><strong>O&amp;M&nbsp;manual - &pound;180.00+VAT (UP TO DATE DRAWINGS TO BE FREE ISSUED)</strong></p><p>&nbsp;</p>', NULL, 4869.40, 4869.40, NULL, NULL, NULL, 1450828800, NULL, 2302, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'replace 5 no. shower doors for bi- fold doors', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2359, '2015-12-23 11:30:27', '2016-05-12 10:59:27', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff City Wellbeing, Cousin Lane, London, EC4R 3XJ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove drainage channel and matching gully grid and set aside.</li><li>To remove any defective existing mastic from all joints and abutments.</li><li>To ensure the trapped gully is free from obstruction.&nbsp;</li><li>To apply sikaflex sealant to all joints and abutments.</li><li>To replace the previously removed gully grids.</li><li>To remove the existing wall/floor abutments material to a&nbsp;depth suitable to receive new sealant.&nbsp;</li><li>To apply sikaflex sealant to the previously prepared abutment joints.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;959.00</p><p>Breakdown:</p><p>Labour: &pound;700.00</p><p>Materials: &pound;259.00</p>', NULL, 959.00, 959.00, NULL, NULL, NULL, 1450828800, NULL, 2303, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Upper shower are floor leaking through ceiling of lower showers - tiled floor', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2360, '2015-12-23 11:37:44', '2018-04-27 10:53:15', NULL, 35, NULL, 11, 'Paid', 1, 'Nuffield - Nuff Stoke Poges Wellbeing, Wexham Street, Stoke Poges, Buckinghamshire, SL3 6NB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to cut 3 access panels in ceiling to gain access to pipes.&nbsp;</li><li>There are up to 5 pipes running through and cant identify which pipe is leaking until access hatches are cut and carry out further investigation works.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of&nbsp;normal working hours shall be &pound;421.00</p><p>Breakdown:</p><p>Labour: &pound;330.00</p><p>Materials: &pound;91.00</p>', NULL, 421.00, 421.00, NULL, NULL, NULL, 1450828800, NULL, 2304, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak From Pipes Running Through Ceiling Grid Above Lights On Pathway To Pool ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2361, '2015-12-23 11:43:49', '2018-04-27 10:54:31', NULL, 35, NULL, 11, 'Quote Sent', 1, 'Nuffield - Nuff Stoke Poges Wellbeing, Wexham Street, Stoke Poges, Buckinghamshire, SL3 6NB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove existing ceiling tiles and set aside for reuse.</li><li>Carry out investigation works and found faulty to leaking aircon unit.</li><li>Carry out repairs works.&nbsp;</li><li>Re-instate ceiling tiles.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;897.00</p><p>Please note the above cost are to undertake repairs/replace the leaking condensate pipework, if further works or parts are required this will be of an additional cost.&nbsp;</p><p>Breakdown:</p><p>Labour: &pound;715.00</p><p>Materials: &pound;182.00</p>', NULL, 897.00, 897.00, NULL, NULL, NULL, 1450828800, NULL, 2305, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak From Air Con Units Directly Over Gym Equipment ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2362, '2015-12-23 12:03:59', '2016-08-25 10:42:51', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Battersea Wellbeing, Sheepcote Lane, (odd Latchmere Road), Battersea, London, SW11 5BT', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives unblocked the existing pipe.&nbsp;</li><li>Operatives to remove existing section of pipe work and dispose of.</li><li>To clean further section of pipe work that is possible blocked by debris.&nbsp;</li><li>Supply &amp; install new section of pipe work.</li><li>Test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;851.50</p><p>Breakdown:&nbsp;</p><p>Labour: &pound;560.00</p><p>Materials: &pound;291.50</p>', NULL, 851.50, 851.50, NULL, NULL, NULL, 1450828800, NULL, 2306, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak in conference room - Leaking pipe inside coming through ceiling. ', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2363, '2015-12-23 13:04:01', '2016-04-21 12:06:46', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Wandsworth Wellbeing, King Georges Park, Burr Road, Wandsworth, London, SW18 4SQ', NULL, '<p>The flooring in this area has been identified as &#39;&#39;Pavigym Extreme S&amp;S&#39;&#39; which is interlocking glued system of 20mm thickness. Patch repairs to this glued system by its nature are very difficult to execute. The area of replacement is 1.5 sq meter with associated remedial works.</p><ul><li>Operatives to attend site and place all necessary barriers, signage and protection in order to facilitate&nbsp;a safe working environment</li><li>To carefully remove defective flooring and cart away</li><li>To replace previously removed flooring to match the existing&nbsp;</li><li>To carry out repairs to the remaining&nbsp;areas which are lifting&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of&nbsp;hours shall be</p><p>Breakdown&nbsp;</p><p>Labour - &pound;660.00</p><p>Materials - &pound;402.00</p><p>Waste Disposal - &pound;20.00</p>', NULL, 1082.00, 1082.00, NULL, NULL, NULL, 1450828800, NULL, 2307, NULL, NULL, '<p>&#39;&#39;Pavigym Extreme S&amp;S&#39;&#39;&nbsp;which is interlocking glued system of 20mm thickness.</p><p>(Steve)</p>', 'Steve Goodwin', 'stevegoodwin@gdcmech.com', '', '', 'Flooring is uneven and causing a trip hazard', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2364, '2015-12-23 15:41:50', '2016-05-19 10:43:19', NULL, 29, NULL, 13, 'Paid', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives adjusted movement detector.</li><li>Tested &amp; inspected for correct working order.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;77.25</p>', NULL, 77.25, 77.25, NULL, NULL, NULL, 1450828800, NULL, 2308, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Light keeps flickering', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2365, '2015-12-23 16:23:16', '2015-12-23 16:23:16', NULL, 13, NULL, 13, 'Survey', 1, 'Nuff Harrogate Wellbeing, Hornbeam Park Road, Hrrogate, North Yorkshire, HG2 8RA', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1450828800, NULL, 2309, NULL, NULL, NULL, '', '', '', '', 'Cracked mirror in gym all the way across', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2366, '2015-12-23 16:47:49', '2018-04-27 10:43:14', NULL, 35, NULL, 13, 'Paid', 1, 'Nuffield - Nuff Ilford Wellbeing, 68-90 Clements Road, Ilford, IG1 1BA', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove existing wooden floor and set aside for re-use.&nbsp;&nbsp;</li><li>To replace the plywood and install timber to reinforce the floor.</li><li>To secure in to place.</li><li>To re-instate the previously set aside wooden flooring.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>If any of the wood flooring is damaged once removed and can not be reused this will be of additional cost.&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be &pound;244.00</p>', NULL, 244.00, 244.00, NULL, NULL, NULL, 1450828800, NULL, 2310, NULL, NULL, '<p>12mm plywood x 2</p><p>timber 2/4 2.4m x 3</p><p>2/6 2.4m x 3</p><p>Screws</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Studio floor is lifting', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2367, '2015-12-23 16:48:59', '2018-04-27 10:43:25', NULL, 35, NULL, 13, 'Quote Sent', 1, 'Nuffield - Nuff Ilford Wellbeing, 68-90 Clements Road, Ilford, IG1 1BA', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove the rubber flooring and set aside for reuse.</li><li>To carry out concrete repairs.</li><li>To reinstate the previously set aside rubber flooring and secure in to place.</li><li>To remove all rubbish from site.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;547.20</p>', NULL, 547.20, 547.20, NULL, NULL, NULL, 1450828800, NULL, 2311, NULL, NULL, '<p>Rapid cement x 1</p><p>Sand x 1</p><p>or rapid set mortar x 2</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Concrete foundation in floor is breaking up, gym floor', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2368, '2015-12-23 16:49:42', '2018-04-27 10:43:37', NULL, 35, NULL, 13, 'Quote Sent', 1, 'Nuffield - Nuff Ilford Wellbeing, 68-90 Clements Road, Ilford, IG1 1BA', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove existing defective rubber edging and dispose of.</li><li>To supply &amp; install new&nbsp;silver aluminium edging.</li><li>To secure in to place.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;309.00</p>', NULL, 309.00, 309.00, NULL, NULL, NULL, 1450828800, NULL, 2312, NULL, NULL, '<p>Please see worksheet (Vasile)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Free weights area - rubber edging needs fitting', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2369, '2016-01-04 10:17:37', '2016-09-22 12:45:20', NULL, 29, NULL, 11, 'Paid', 1, 'Headgate, Colchester, Essex, CO1 1RF', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 1172.00, 1172.00, NULL, NULL, NULL, 1451865600, NULL, 2313, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Water Leaking From The Ceiling', 'Gavin  Robertson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2370, '2016-01-04 10:29:39', '2016-06-24 11:38:20', NULL, 12, NULL, 11, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, W10 5AZ', NULL, '<p><strong>Visit 1</strong></p><ul><li>Our plumber attended site on 30th December 2015 to survey blocked urinals. &nbsp;</li><li>Whilst there he cleaned out all pipework and traps linked with urinals. &nbsp;</li><li>Whilst onsite noticed the urinals were blocked due to cistermiser stuck shut (water filler). &nbsp;</li><li>Also noticed the traps were all old and leaking, Colin Hale agreed they need to be changed together with an acid clean of pipework. &nbsp;</li><li>It was also agreed with Colin Hale that 3 hardwood WC seats to be replaced with strong fixings.</li><li>On one toilet the flush button was missing and also leaking. &nbsp;</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;420.00 (Christmas rate)</p><p><strong>Visit 2</strong></p><ul><li>Our plumber revisit on 6th January 2016 to acid clean urinal pipework.</li><li>Fitted new urinals traps.</li><li>Fitted new WC toilet seats x 3.</li><li>Fitted new cistermiser value to urinals.</li><li>Site left clean and tidy.</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;280.00 (8 hours @&nbsp;&pound;35.00 per hour)</p><p>Materials: &pound;464.92</p><p>Our total cost to carry out the above works in and out of normal working hours shall be</p>', NULL, 1164.92, 1164.92, NULL, NULL, NULL, 1451865600, NULL, 2314, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Blocked Urinals Workmen\'s Toilets', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2371, '2016-01-04 10:35:11', '2016-11-03 13:09:02', NULL, 29, NULL, 11, 'Paid', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to unblock men&#39;s toilet on the ground floor.&nbsp;</li><li>To test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;88.00</p>', NULL, 88.00, 88.00, NULL, NULL, NULL, 1451865600, NULL, 2315, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Men\'s Toilet Ground Floor Is Blocked', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2372, '2016-01-04 10:36:41', '2016-09-06 12:17:24', NULL, 12, NULL, 11, 'Paid', 1, 'Larkhall Park, Courland Grove, London, SW8 2PX', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 305.00, 305.00, NULL, NULL, NULL, 1451865600, NULL, 2316, NULL, NULL, '<p>Wet pour red &amp; black - please see photos.</p><p>Plus wet pour under</p><p>&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Large Hole In Wet Pour Of The Play Area ', 'Abraham Mensah', 0, '2016-09-01 12:00:00', NULL, NULL, NULL, NULL, 'quote', NULL),
(2373, '2016-01-04 11:21:32', '2018-04-24 16:21:05', NULL, 35, NULL, 11, 'Paid', 1, 'Nuffield - Nuffield Wellbeing, 121 London Road, Norbury, London, SW16 4DN.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove the existing&nbsp;damaged mirror and dispose of.</li><li>To supply &amp; install new mirror approx 980mm x 2185mm&nbsp;x 6mm.&nbsp;</li><li>To secure in to place.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;585.50</p><p>Breakdown:</p><p>Labour: &pound;280.00</p><p>Materials: &pound;305.50</p>', NULL, 585.50, 585.50, NULL, NULL, NULL, 1451865600, NULL, 2317, NULL, NULL, '<p>Mirrir 980 x 2185 x 6mm</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Two Broken Mirrors In The Free Weight Area And Studio', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2374, '2016-01-04 11:52:20', '2016-01-06 13:46:01', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Chichester Fitness And Wellbeing Gym, Chicester Gate, PO198E', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Remove existing damaged manhole cover and dispose of.</li><li>Supply &amp; install new manhole cover and secure in to place.</li><li>Remove all rubbish from site.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;210.00</p><p>Breakdown:</p><p>Labour: &pound;140.00</p><p>Materials: &pound;70.00</p><p>&nbsp;</p>', NULL, 210.00, 210.00, NULL, NULL, NULL, 1451865600, NULL, 2318, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Broken Man Hole Cover', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2375, '2016-01-04 11:58:40', '2016-01-06 14:13:06', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Chichester Fitness And Wellbeing Gym, Chicester Gate, PO198E', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to drain down primary flow and return from boilers.</li><li>Isolate the swimming pool filters and pumps.&nbsp;</li><li>Supply &amp; install new heat&nbsp;exchanger.</li><li>Reinstate swimming pool.</li><li>Refill commercial boilers.</li><li>Test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,840.02</p><p>Breakdown:</p><p>Labour: &pound;1,120.00</p><p>Materials: &pound;720.02</p>', NULL, 1840.02, 1840.02, NULL, NULL, NULL, 1451865600, NULL, 2319, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leaking Heat Exchanger On Swimming Pool', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2376, '2016-01-04 13:29:50', '2016-03-21 16:26:50', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Brockwell Park ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove the defective fencing and dispose of, the approx area is 20 linear metres to one single elevation.</li><li>To install new plastic coated chain link fencing to match the existing.&nbsp;</li><li>To secure in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,855.00</p><p>Breakdown:</p><p>Labour: &pound;1,120.00</p><p>Materials: &pound;535.00</p><p>Waste: &pound;200.00</p>', NULL, 1855.00, 1855.00, NULL, NULL, NULL, 1451865600, NULL, 2320, NULL, NULL, '<p>1 End of court needs fence replacing wires are snapped around whole court.</p><p>New wires? or clip fence to upright posts with tie wire or metal zips. (Please see photos)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Broken Fence Basket Ball Area', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2377, '2016-01-04 13:38:55', '2017-02-24 15:59:23', NULL, 12, NULL, 11, 'Quote Sent', 1, 'Old Oak Common, Acton, NW10 6DT', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1451865600, NULL, 2321, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Water Pump Has Cut Out ', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2378, '2016-01-04 13:57:20', '2016-01-13 15:19:01', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Nuffield Battersea Wellbeing ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To cut out and remove defective ares of roofing felt and dispose of.</li><li>To replace defective felt.</li><li>To remove existing flashings to mushroom roof vents and dispose of.</li><li>To renew flashings and insure water tightness.</li><li>To apply aquappol&nbsp;solution to approx&nbsp;9sq mt of roof.</li><li>To construct and install timber access hatch to the plant room.&nbsp;</li><li>To apply 1 primer coat and 2 full coats of oil based paint to the newly installed timber.</li><li>To remove existing damaged plasterboard and dispose of.</li><li>To replace previously removed plasterboard and tape and joint the same.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,886.00</p><p>Breakdown:</p><p>Labour: &pound;1,120.00</p><p>Materials: &pound;446.00</p><p>Safety access plant: &pound;220.00</p><p>Waste: &pound;100.00</p>', NULL, 1886.00, 1886.00, NULL, NULL, NULL, 1451865600, NULL, 2322, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak Coming In From Ceiling Kitchen Area', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2379, '2016-01-04 15:04:34', '2016-01-04 15:04:53', NULL, 19, NULL, 19, 'Quote Sent', 1, '8/9 Harbour Exchange south Quay', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Supply and erect 5m x 5m x 3m protection beamed birdcage with fully boarded platform up to 3.0m high.</li><li>Strike scaffolding on completion of works.</li><li>On completion leave work area in clean &amp; tidy condition.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 15336.00, 15336.00, NULL, NULL, NULL, 1451865600, NULL, 2323, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Birdcage scaffolding', 'Paul Jackson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2380, '2016-01-04 15:17:18', '2016-11-03 13:09:42', NULL, 29, NULL, 11, 'Paid', 1, '263D New Cross Road, London, SE14 5UQ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives lifted the manhole around the welfare unit and set aside.&nbsp;</li><li>Cleared the blockage.</li><li>Checked the water flow.</li><li>Re-instate the manhole covers.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;88.00</p>', NULL, 88.00, 88.00, NULL, NULL, NULL, 1451865600, NULL, 2324, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Blocked Manholes', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2381, '2016-01-04 16:15:15', '2016-01-06 12:47:28', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Chichester Fitness And Wellbeing Gym, Chicester Gate, PO198E', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to drain down and move the chilled water unit including disconnect wiring and reconnect wiring and alter the pipe&nbsp;work to suit.&nbsp;</li><li>This is to gain better access to the salt box for the water softner.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;613.60</p><p>Breakdown:</p><p>Labour: &pound;420.00</p><p>Materials: &pound;193.60</p>', NULL, 613.60, 613.60, NULL, NULL, NULL, 1451865600, NULL, 2325, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Move Chilled Water Pressure Unit', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2382, '2016-01-04 16:51:36', '2016-05-06 09:43:53', NULL, 29, NULL, 11, 'Paid', 1, 'Wick Gardens', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To cut out square edge ready for tarmac installation.&nbsp;</li><li>To supply &amp; install tarmac to area to prevent trip hazard.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;540.80</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;280.80</p>', NULL, 540.80, 540.80, NULL, NULL, NULL, 1451865600, NULL, 2326, NULL, NULL, '<p>Petrol saw cutter&nbsp;</p><p>Tarmac or concrete x 12 bags</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Hole In The Floor', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2383, '2016-01-04 16:52:38', '2016-01-08 16:40:14', NULL, 13, NULL, 11, 'Survey', 1, 'Hillside Gardens', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1451865600, NULL, 2327, NULL, NULL, '<p>Generator &amp; breaker</p><p>2 shovel &amp; pick</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak Next To The Fountain', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2384, '2016-01-05 11:01:56', '2016-07-29 10:47:44', NULL, 12, NULL, 11, 'Quote Sent', 1, 'Nuffield Hospital, Burrell Road, Haywards Heath, RH16 1UD', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to supply &amp; install cabinet lock along with 3 keys.&nbsp;</li><li>Test for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;218.00</p><p>Breakdown:</p><p>Labour: &pound;140.00</p><p>Materials: &pound;78.00</p>', NULL, 218.00, 218.00, NULL, NULL, NULL, 1451952000, NULL, 2328, NULL, NULL, '<p>Fit standard cabinet lock to desk draw + 3 keys. The locks must be wipe able as they are in a theatre room of a hospital.&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Theatre 3, Supply ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2385, '2016-01-05 11:05:01', '2016-07-29 10:48:04', NULL, 12, NULL, 11, 'Quote Sent', 1, 'Nuffield Hospital, Burrell Road, Haywards Heath, RH16 1UD', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to upgrade the existing door locks to larger thumb turns.&nbsp;</li><li>Remove existing&nbsp;locks and dispose of.</li><li>Supply &amp; install new thumb turn locks 4 no.</li><li>Test for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;529.60</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;269.60</p>', NULL, 529.60, 529.60, NULL, NULL, NULL, 1451952000, NULL, 2330, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', '4no New Door Locks Need Upgrading', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2386, '2016-01-05 11:05:58', '2016-07-29 10:49:11', NULL, 12, NULL, 11, 'Quote Sent', 1, 'Nuffield Hospital, Burrell Road, Haywards Heath, RH16 1UD', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to erect scaffold tower.</li><li>To&nbsp;replace approx. 12 rubber gaskets on all the roof window units.</li><li>To dispose of existing rubber gaskets.&nbsp;</li><li>To dismantle the scaffold tower.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;5,105.00</p><p>Breakdown:</p><p>Labour: &pound;1,120.00</p><p>Materials: &pound;3,835.00</p><p>Access Equipment: &pound;150.00</p>', NULL, 5105.00, 5105.00, NULL, NULL, NULL, 1451952000, NULL, 2331, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak In Reception Glazing', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2387, '2016-01-05 11:07:10', '2016-07-29 10:50:58', NULL, 12, NULL, 11, 'Quote Sent', 1, 'Nuffield Hospital, Burrell Road, Haywards Heath, RH16 1UD', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to supply &amp; install bespoke&nbsp;1-No Special 1.5mm thick type 316-2B stainless steel fridge shelf,1470mm wide x 500mm deep with 75mm upstand, folded box edge&nbsp;front and welded corners.&nbsp;</li><li>To secure in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;776.50</p><p>Breakdown:</p><p>Labour: &pound;280.00</p><p>Materials: &pound;496.50</p>', NULL, 776.50, 776.50, NULL, NULL, NULL, 1451952000, NULL, 2332, NULL, NULL, '<p>Clinical grade shelf with 75mm upstand. 12mm hole for power lead fully sealed.</p><p>Shelf to be floating and fully sealed.&nbsp;</p><p>See worksheet</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Medical Grade Shelf Needed To Place Fridge On ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2388, '2016-01-05 11:08:04', '2016-07-29 10:51:21', NULL, 12, NULL, 11, 'Quote Sent', 1, 'Nuffield Hospital, Burrell Road, Haywards Heath, RH16 1UD', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove the existing ladder and dispose of.</li><li>To supply &amp; install new heavy duty ladder with handrails.&nbsp;</li><li>To secure in to place.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;849.90</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;289.90</p>', NULL, 849.90, 849.90, NULL, NULL, NULL, 1451952000, NULL, 2333, NULL, NULL, '<p>Heavy duty loft ladder with hand rails - Please see photos and worksheet&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'New Loft Ladder ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2389, '2016-01-05 11:09:50', '2016-07-29 10:50:35', NULL, 12, NULL, 11, 'Survey', 1, 'Nuffield Hospital, Burrell Road, Haywards Heath, RH16 1UD', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To repair the existing door set and frame.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1451952000, NULL, 2334, NULL, NULL, '<p>2 x heavy duty slide bolts mesh backing to allow air flow</p><p>Please see photos</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'To Repair Or Replace Louvre Door Set ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2390, '2016-01-05 11:11:31', '2016-07-29 10:50:13', NULL, 12, NULL, 11, 'Quote Sent', 1, 'Nuffield Hospital, Burrell Road, Haywards Heath, RH16 1UD', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To seal all through wall penetrations from the flat roof above using &quot;sika flex&quot; sealant.&nbsp;</li><li>To further apply timber preservative to the timber manifold.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;472.00</p><p>Breakdown:</p><p>Labour: &pound;280.00</p><p>Materials: &pound;192.00</p>', NULL, 472.00, 472.00, NULL, NULL, NULL, 1451952000, NULL, 2335, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak On 2nd Floor', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2391, '2016-01-05 11:14:24', '2016-01-05 11:14:48', NULL, 9, NULL, 9, 'Quote Sent', 1, 'OOCPA Project offices, Canal Way, North Kensington, London, w10 5az', NULL, '<p>the below standby cover cost was&nbsp;agreed prior to this quotation being sent.</p><p>for GDC to be on standby from the 24th of December&nbsp;2015 until the 4th of January 2016&nbsp;only ( additional site attendance cost where agreed)&nbsp;Our total cost shall be &pound;1,200.00+VAT</p>', NULL, 1200.00, 1200.00, NULL, NULL, NULL, 1451952000, NULL, 2329, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Christmas emergency call out cover ( standby only)', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2392, '2016-01-05 11:55:01', '2016-11-18 12:54:38', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Battersea Wellbeing, Sheepcote Lane, (odd Latchmere Road), Battersea, London, SW11 5BT', NULL, '<ul><li>For attendance at the above site outside normal&nbsp;working hours.</li><li>Operatives to lift floor tiles and take a sample&nbsp;of the defective flooring.</li><li>Operatives to replace tiles.</li><li>Operatives to report upon the condition of the flooring.&nbsp;</li></ul><p>&nbsp;</p><p>Our total cost to carry out the above works out of normal working hours shall be</p><p>&nbsp;</p>', NULL, 760.00, 760.00, NULL, NULL, NULL, 1451952000, NULL, 2336, NULL, NULL, '<p>Please see worksheet.</p><p>this is now in the yard, i spoke to Tony and he confirmed that only grout and adhesive is needed for this job</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Men\'s Shower Floor Tiles - Work Carried out 30th August', 'Kirsty O\'Neil', 0, '2016-08-15 12:00:00', NULL, NULL, NULL, NULL, 'quote', NULL),
(2393, '2016-01-05 12:00:14', '2016-05-19 10:46:51', NULL, 29, NULL, 13, 'Paid', 1, 'Hoo Junction', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove the existing toilet seats and dispose of.</li><li>To supply &amp; install 4no toilet seats.</li><li>Secure in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;101.50</p>', NULL, 101.50, 101.50, NULL, NULL, NULL, 1451952000, NULL, 2337, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace toilet seats', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2394, '2016-01-05 15:05:30', '2016-04-01 09:40:46', NULL, 29, NULL, 19, 'Paid', 1, 'Citi bank 25-33 canada square CGC1', NULL, '<ul><li>Commence with the installation of new fire barrier around cable penetrations and voids.</li><li>Apply intumescent mastic and paints to new fire batts.</li><li>Uplift and remove all protection.</li><li>Cut sections into wall areas and make good on completion.</li><li>On completion leave site in a clean and tidy condition</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 4440.00, 4440.00, NULL, NULL, NULL, 1451952000, NULL, 2339, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'fire stopping and builders works in conjunction with LED project', 'Darren Shiner', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2395, '2016-01-05 15:23:59', '2016-04-01 09:41:17', NULL, 29, NULL, 19, 'Paid', 1, 'Citi bank 25-33 canada square CGC2', NULL, '<ul><li>Commence with the installation of new fire barrier around cable penetrations and&nbsp;voids.</li><li>Apply intumescent mastic and paints to new fire batts.</li><li>Uplift and remove all protection.</li><li>Cut sections into wall areas and make good on completion.</li><li>On completion leave site in a clean and tidy condition</li></ul><p>&nbsp;</p><p>&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 4400.00, 4400.00, NULL, NULL, NULL, 1451952000, NULL, 2340, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Fire stopping and builders works in conjunction with the LED project various floors', 'Darren Shiner', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2396, '2016-01-05 16:38:45', '2016-01-13 12:03:55', NULL, 13, NULL, 13, 'Quote Sent', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove remains of redundant lock.</li><li>Supply &amp; install new lock adapting existing aperture as necessary.&nbsp;</li><li>Some fabrication work maybe required.&nbsp;</li><li>To test for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;364.00</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;104.00</p>', NULL, 364.00, 364.00, NULL, NULL, NULL, 1451952000, NULL, 2341, NULL, NULL, '<p>Mortice&nbsp;lock &amp; keys&nbsp;</p><p>ERA 5 Lever deadlock</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Lock for cleaners cupboard', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2397, '2016-01-06 10:02:52', '2016-07-08 11:16:55', NULL, 29, NULL, 19, 'Paid', 1, '8/9 Harbour Exchange Square, Canary Wharf, E14 9JY', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Commence with the installation of new fire barrier around cable penetrations and voids throughout level 5 and risers on levels 6,7 &amp; 8</li><li>Apply intumescent mastic and paints to new fire&nbsp;batts.</li><li>Install signage and fire seal asset.&nbsp;</li><li>On completion leave work area in clean &amp; tidy condition.</li></ul><p>&nbsp;</p><p>Our total cost to carry out the above works in &nbsp;normal working hours shall be</p>', NULL, 1960.00, 1960.00, NULL, NULL, NULL, 1452038400, NULL, 2342, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Fire stopping level 5 various areas and 6,7,8 risers', 'Paul Jackson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2398, '2016-01-06 12:07:00', '2016-01-06 12:07:00', NULL, 11, NULL, 11, 'Survey', 1, 'Hoo Juntion ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452038400, NULL, 2343, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Water Heater Not Working', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2399, '2016-01-06 14:41:31', '2016-05-20 10:26:58', NULL, 29, NULL, 19, 'PO Received', 1, 'Winchester house level 7', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>fill holes in credenza.</li><li>Clean &amp; revive credenza units</li><li>On completion leave work area in clean &amp; tidy condition.</li></ul><p>Labour&nbsp;&pound;384.00</p><p>Protection &pound;20,00</p><p>Materials &pound;48.00</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 452.00, 452.00, NULL, NULL, NULL, 1452038400, NULL, 2344, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'French polishing and repairs to credenza ', 'Nathan Abbey', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2400, '2016-01-06 16:08:26', '2016-05-20 11:12:59', NULL, 29, NULL, 9, 'Paid', 1, 'OOCPA Project offices, Canal Way, North Kensington, London, w10 5az', NULL, '<p>as discussed these work will need to be completed out of hours. ( evenings during the week or weekend day shifts)</p><p>power will be shut off to the main offices areas, all staff to shut off the computers so there is no risk of losing any work.</p><p>the cost does not allow for any down time, if works are stopped through no fault of our own a counter charge of &pound;43.75 will be charged per hour</p><p>Any C1 issues to be rectified immediately&nbsp;which will be charged as a separate&nbsp;cost.</p><ul><li>Operatives to attend site and sign in.</li><li>operatives to commence with carrying out testing of submain supplies to the permanent offices and welfare facilities.</li><li>internal final circuits within offices and welfare facilities to be tested.</li><li>agreed limitations will be discussed prior to testing being carried out</li><li>Site to be left clean and tidy.</li><li>on completion a remedial list will be issued along with costs ( to be approved by carillion before works are carried out)</li><li>on completion an electrical installation conditioning report will be issued.</li></ul><p>we envisage the above works to take 5 no. out of hour shifts for 2 no. electricians and 1 no. in hours shift for the report to be completed</p><p>Our total cost to carry out the above works out of normal working hours shall be &pound;3,780.00+VAT</p>', NULL, 3780.00, 3780.00, NULL, NULL, NULL, 1452038400, NULL, 2345, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'testing of permanent offices and welfare facilities', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2401, '2016-01-07 09:43:27', '2016-04-14 12:26:35', NULL, 29, NULL, 11, 'Paid', 1, '3 Throgmorton Avenue ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Supply and delivery of 1no&nbsp;HSM Securio&nbsp;P36 Shredder (Delivery lead time 3-4 days from order)</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works&nbsp;shall be</p><p><strong>Breakdown&nbsp;</strong></p><p>Shredder - &pound;1282.80</p><p>Delivery - &pound;50.00</p>', NULL, 1332.80, 1332.80, NULL, NULL, NULL, 1452124800, NULL, 2346, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Supply And Delivery Of Shredder ', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2402, '2016-01-07 11:53:26', '2016-05-06 10:00:34', NULL, 29, NULL, 11, 'Paid', 1, 'Carnegie Library ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 210.00, 210.00, NULL, NULL, NULL, 1452124800, NULL, 2347, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leaking Roof ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2403, '2016-01-07 13:55:11', '2018-09-03 13:49:19', NULL, 35, NULL, 13, 'Quote Sent', 1, 'Clapham Common, SW9 9DE.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to jet wash the entire area and thoroughly prepare.</li><li>To carry out remedial works to the expansion joints, fractured concrete and edgings.&nbsp;</li><li>To apply self etching primer to the previously painted surfaces.</li><li>To apply 2 coats of &quot;pool paint&quot;</li><li>Site to be left clean and tidy.</li></ul><p>It is assured for the purposes of this quote that the pool area will be closed. It is assured for the purposes that a water supply will be facilitated by others.&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be &pound;18,130.00</p><p>Breakdown:</p><p>Labour: &pound;6,500.00</p><p>Materials: &pound;11,630.00</p>', NULL, 18130.00, 18130.00, NULL, NULL, NULL, 1452124800, NULL, 2348, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Paddling Pool Repairs', 'Kevin Smith', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2404, '2016-01-07 14:00:13', '2016-01-19 14:22:40', NULL, 13, NULL, 13, 'Quote Sent', 1, '21 Effra Parade London, SW2 1PS', NULL, '<p>Roof 1</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To install a compliant access scaffolding tower approx&nbsp;56 linear meters.&nbsp;</li><li>To install a scaffolding handrail to the perimeter&nbsp;of the roof.</li><li>To take up and remove from site the existing defective roof covering which is assumed for the purposes of this quotation is deemed to be a maximum of 3 layers of bitumans felt.</li><li>To apply to the previously cleared area 1 perforated layer of felt and 2 torch on high performance felt layers.</li><li>To further install the green mineral rainwater drip felt sections to the perimeter.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;11,306.00</p><p>Breakdown:</p><p>Labour: &pound;3,980.00</p><p>Materials: &pound;3,776.00</p><p>Plant &amp; Access equipment: &pound;3,200.00</p><p>Waste: &pound;350.00</p><p>Roof 2&nbsp;</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To erect safe working access scaffolding.</li><li>To re-build the demolished masonry or take down further and cap off above roof level.</li><li>To remove existing defective roof covering and dispose of. (to the lower section roof only) Maximum 3 layers felt.&nbsp;</li><li>To re-lay roof covering using 1 breathable perforated layer and 2 layers high performance fully bonded.</li><li>To renew existing cover flashings were accessible.</li><li>To leave site in a clean and tidy condition.</li></ul><p>No allowance is made for the removal and replacement of apparatus upon this roof.</p><p>Our total cost to carry out the above works in normal working hours shall be &pound;5,526.00</p><p>Labour: &pound;2,696.00</p><p>Materials: &pound;1,330.00</p><p>Plant &amp; Access Equipment: &pound;1,500.00</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452124800, NULL, 2349, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'New roof covering', 'Ed Dickinson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2405, '2016-01-07 14:50:46', '2016-01-14 15:06:03', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Knights Park, Tunbridge Wells, TN2 3UW.', NULL, '<p><strong>Option 1</strong></p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To disconnect water and waste services fro 3no vanity basins.</li><li>To remove taps and waste controls and set aside.</li><li>To remove all silicone joints from the abutments of the vanity unit tap and other services.</li><li>To remove tiles as necessary.</li><li>To remove the resin top and dispose of.</li><li>To supply &amp; install a new vanity top of similar construction and to dimensions to match the previous.&nbsp;</li><li>To re-install previously set aside fixtures and fittings.</li><li>To re-instate tiling as previous.&nbsp;</li><li>To apply sanitary silicone to all abutments.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of&nbsp;normal working hours shall be &pound;4,357.00</p><p>Breakdown:</p><p>Labour: &pound;1,980.00</p><p>Materials: &pound;2,377.00</p><p><strong>Option 2</strong></p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;To remove all existing silicone jointing and remove from site.</li><li>To carry out renovation work to the existing resin work top in order to return the lustre&nbsp;to the surface.</li><li>To apply new sanitary silicone joints to the abutments of the newly enhanced work top&nbsp;and surrounding surfaces.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;860.00</p><p>Breakdown:</p><p>Labour: &pound;660.00</p><p>Materials: &pound;200.00</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452124800, NULL, 2350, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace the vanity worktop in female locker room toilets', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL);
INSERT INTO `quotes` (`id`, `created_at`, `updated_at`, `deleted_at`, `updated_by`, `deleted_by`, `creator`, `status`, `active`, `title`, `friendlyURL`, `description`, `totalCost`, `totalSell`, `totalProfit`, `deliveryCost`, `deliverySell`, `eCopyURL`, `date`, `address_id`, `job_id`, `custom1`, `custom2`, `custom3`, `signatory`, `signatoryEmail`, `signatoryPhone`, `signatoryJobTitle`, `project`, `contact`, `archived`, `materials_expected`, `materials_priced`, `materials_price_set`, `materials_price_set_by`, `head_office`, `quote_type`, `general_allowances`) VALUES
(2406, '2016-01-07 15:13:07', '2016-01-29 16:00:16', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Nuffield Wellbeing Bromley', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To supply &amp; install a &quot;man anchor&quot; system to the flat roof to enable safe working practice.&nbsp;</li><li>To clear all debris from the roof and dispose of.</li><li>To seal all penetrations through the flat roof area using sikaflex.</li><li>Site to be left clean and tidy.</li></ul><p>It is further highly recommended that a specialist company be contracted to replace the air conditioning lagging which is in a very bad state of repair. (This is something we could arrange).&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be &pound;929.00</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;188.00</p><p>Plant &amp; access Equipment: &pound;138.00</p><p>Waste: &pound;43.00</p>', NULL, 929.00, 929.00, NULL, NULL, NULL, 1452124800, NULL, 2351, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Water Ingress Through Ceiling', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2407, '2016-01-07 15:32:15', '2016-08-11 13:02:26', NULL, 12, NULL, 11, 'Survey', 1, 'Willington Road Youth Centre, 55 Willington Road, London, SW9 9NB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452124800, NULL, 2352, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Board Up Shutter', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2408, '2016-01-07 15:50:35', '2016-08-11 13:02:49', NULL, 12, NULL, 13, 'Paid', 1, 'Willington Road Youth Centre, 55 Willington Road, London, SW9 9NB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carry out repairs to the damaged door.</li><li>To re-fix the door frame.</li><li>To supply &amp; install 1no D handle.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;324.00</p>', NULL, 324.00, 324.00, NULL, NULL, NULL, 1452124800, NULL, 2353, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'The front door and the shutter urgently need repairing. ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2409, '2016-01-08 09:43:18', '2016-01-08 16:21:59', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Nuffield Hospital, Shores Rd, Woking, Surrey GU21 4BY. ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to supply &amp; install 1no new swing door operator to existing door.</li><li>To supply &amp; install 4no on door safety sensors and fixing plates.</li><li>To supply &amp; install 1 digital control pad.</li><li>To supply &amp; install 1 new double magnetic lock.&nbsp;</li><li>To supply &amp; install 4 new paddle handles.&nbsp;</li><li>To test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;6,712.50</p>', NULL, 6712.50, 6712.50, NULL, NULL, NULL, 1452211200, NULL, 2354, NULL, NULL, '<p>Please see worksheet (Tony)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Automatic door repairs', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2410, '2016-01-08 10:47:16', '2016-09-09 14:52:50', NULL, 12, NULL, 11, 'Paid', 1, 'Kennington Park, Kennington Park Road, London, SE11 4BE', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove existing swing seat and chains.&nbsp;</li><li>To dispose of the existing defective childrens seat.&nbsp;</li><li>To set aside the chains for reuse.&nbsp;</li><li>To supply &amp; install new swing seat with the previously set aside chains.&nbsp;</li><li>To secure in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;202.80</p><p>Beakdown:</p><p>Labour: &pound;130.00</p><p>Materials: &pound;72.80</p>', NULL, 202.80, 202.80, NULL, NULL, NULL, 1452211200, NULL, 2355, NULL, NULL, '<p>Broken swing in yard Childrens swing seat.</p><p>Chains for reuse</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'New Child Swing Needed', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2411, '2016-01-08 10:52:29', '2016-09-09 14:53:08', NULL, 12, NULL, 11, 'Paid', 1, 'Kennington Park, Kennington Park Road, London, SE11 4BE', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to remove existing swing seats and dispose of.</li><li>To supply &amp; install 2 new swing seats using the existing chains.</li><li>To secure in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;265.00</p><p>Breakdown:</p><p>Labour: &pound;130.00</p><p>Materials: &pound;135.00</p>', NULL, 265.00, 265.00, NULL, NULL, NULL, 1452211200, NULL, 2356, NULL, NULL, '<p>2 swing seats</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', '2 Swing Seats Need Replacing', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2412, '2016-01-08 10:53:22', '2016-09-09 14:53:31', NULL, 12, NULL, 11, 'Paid', 1, 'Kennington Park, Kennington Park Road, London, SE11 4BE', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 225.00, 225.00, NULL, NULL, NULL, 1452211200, NULL, 2357, NULL, NULL, '<p>Is equipment in GDC yard compatible?</p><p>Triangular foot pad.&nbsp;</p><p>Please see photos. (Tony)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'New Triangular Feet Pad Needed On Play Equipment', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2413, '2016-01-08 11:02:25', '2016-06-09 13:12:24', NULL, 29, NULL, 12, 'Paid', 1, 'Portsmouth Dockyard', NULL, '<p>Victoria Building -&nbsp;&pound;3,520.00</p><p>Chaplaincy - &pound;4,200.00</p><p>MOD Health Centre - &pound;14,264.00</p><p>Lancelot - &pound;19,661.00</p><p>Scott Road Offices (excluding the Chapel) - &pound;15,464.00</p><p>CDM 15 Tasks H&amp;S Risk Assessment, O&amp;M - &pound;2,300.00</p><p>Additional Prelims @ 8% - &pound;7,823.20</p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 67232.20, 67232.20, NULL, NULL, NULL, 1452211200, NULL, 2358, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', 'Managing Director', 'Window Remedials', 'David Seamon', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2414, '2016-01-08 11:45:43', '2016-06-24 11:18:58', NULL, 12, NULL, 11, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to run new cable 2.5 SWA to adaptable box and to consumer unit. &nbsp;Install 2 x lights outside the civils office operated by photo cell and check lights around yard.</p><p>Materials Cost :&nbsp; &nbsp;&pound;186.87</p><p>Labour Cost : &nbsp;&pound;280.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 466.87, 466.87, NULL, NULL, NULL, 1452211200, NULL, 2359, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Repair light in Yard and install outside lights in office civils team', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2415, '2016-01-08 11:50:41', '2016-06-24 11:19:54', NULL, 12, NULL, 11, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<ul><li><p>Operative replaced 4 lamps and 1 fitting and checked&nbsp;lights in left hand side around yard.</p><p>Materials Cost :&nbsp; &nbsp;&pound;379.20</p><p>Labour&nbsp;Cost : &nbsp;&pound;280.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p></li></ul>', NULL, 659.20, 659.20, NULL, NULL, NULL, 1452211200, NULL, 2360, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Repair lights in yard', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2416, '2016-01-08 11:56:43', '2016-06-24 11:20:29', NULL, 12, NULL, 11, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to&nbsp;Install 4&nbsp;x new supplies for lamp posts and 4 new fittings, connected and tested and adjusted lights over tower in yard.</p><p>Materials Cost :&nbsp; &nbsp;&pound;795.38</p><p>Labour&nbsp;Cost : &nbsp;&pound;560.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 1355.38, 1355.38, NULL, NULL, NULL, 1452211200, NULL, 2361, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Install new light for righthand far side of yard ', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2417, '2016-01-08 12:01:45', '2016-06-24 11:20:48', NULL, 12, NULL, 11, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to replace faulty fan heater and checked light through out office, stairs and corridors&nbsp;</p><p>Materials Cost :&nbsp; &nbsp;&pound;96.01</p><p>Labour&nbsp;Cost : &nbsp;&pound;280.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 376.01, 376.01, NULL, NULL, NULL, 1452211200, NULL, 2362, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Replace faulty fan heater and check light throughout office, stairs and corridors ', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2418, '2016-01-08 12:04:17', '2016-06-24 11:21:36', NULL, 12, NULL, 11, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to run cable around yard and fixed, installed 4 new 400w fitting on pole fixed to fence with brackets.</p><p>Materials Cost :&nbsp; &nbsp;&pound;925.05</p><p>Labour&nbsp;Cost : &nbsp;&pound;560.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 1485.05, 1485.05, NULL, NULL, NULL, 1452211200, NULL, 2363, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Install new lights in yard, track side', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2419, '2016-01-08 12:05:09', '2016-06-24 11:33:36', NULL, 12, NULL, 11, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operatives to install 3 lights with pole , run cable from transformer to new position, run new supply across&nbsp;road for new consumer unit opposite security hut.</p><p>Materials Cost :&nbsp; &nbsp;&pound;619.34</p><p>Labour&nbsp;Cost : &nbsp;&pound;560.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 1179.34, 1179.34, NULL, NULL, NULL, 1452211200, NULL, 2364, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Install lights in track side yard', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2420, '2016-01-08 12:11:04', '2016-06-24 11:33:55', NULL, 12, NULL, 11, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to install new 36 way 3 phase consumer unit uni-strut&nbsp;for support, 10m cable supply for board&nbsp;run cable for container.</p><p>Materials Cost :&nbsp; &nbsp;&pound;2108.22</p><p>Labour&nbsp;Cost : &nbsp;&pound;280.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 2388.22, 2388.22, NULL, NULL, NULL, 1452211200, NULL, 2365, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Work in yard across from security hut', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2421, '2016-01-08 12:12:12', '2016-06-24 11:34:18', NULL, 12, NULL, 11, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to install 10 lighting columns in yard fixed to fence with scaffold brackets.</p><p>Materials Cost :&nbsp; &nbsp;&pound;1286.84</p><p>Labour&nbsp;Cost : &nbsp;&pound;560.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 1846.84, 1846.84, NULL, NULL, NULL, 1452211200, NULL, 2366, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Installing lights in large yard around fitting site ', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2422, '2016-01-08 12:13:18', '2016-06-24 11:37:18', NULL, 12, NULL, 11, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to run new cable to lighting columns into 4 x 4 x 2 box, glands and plugs into transformer checked and tested..</p><p>Materials Cost :&nbsp; &nbsp;&pound;370.26</p><p>Labour&nbsp;Cost : &nbsp;&pound;560.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 930.26, 930.26, NULL, NULL, NULL, 1452211200, NULL, 2367, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Running cable to lighting columns ', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2423, '2016-01-08 12:14:36', '2016-06-24 11:35:04', NULL, 12, NULL, 11, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to connect up P Way Store , changing sockets and light switches</p><p>Materials Cost :&nbsp; &nbsp;&pound;455.77</p><p>Labour&nbsp;Cost : &nbsp;&pound;840.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 1295.77, 1295.77, NULL, NULL, NULL, 1452211200, NULL, 2368, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Connecting up P way store, charging socket and light switch', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2424, '2016-01-08 16:44:35', '2016-08-11 13:01:36', NULL, 12, NULL, 13, 'Survey', 1, 'Willington Road Youth Centre, 55 Willington Road, London, SW9 9NB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452211200, NULL, 2369, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'APG - Back door needs boarding up', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2425, '2016-01-08 17:11:13', '2016-05-12 10:26:14', NULL, 29, NULL, 19, 'Paid', 1, '20 finsbury circus', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Supply and install PVC strip doors to loading bay entrance.</li><li>On completion leave work area in clean &amp; tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 1464.00, 1464.00, NULL, NULL, NULL, 1452211200, NULL, 2370, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Loading bay PVC curtain', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2426, '2016-01-11 11:18:53', '2018-04-25 10:32:56', NULL, 35, NULL, 13, 'Paid', 1, 'Nuffield - Nuffield Wellbeing, Simpson Way, Long Ditton, Surbiton KT6 4ER', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carefully remove the existing broken glass and dispose of.</li><li>To thoroughly&nbsp;clean the frame ready to receive new glass.</li><li>To install&nbsp;new glass to match existing.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;318.00</p><p>Breakdown:</p><p>Labour: &pound;240.00</p><p>Materials: &pound;78.00</p>', NULL, 318.00, 318.00, NULL, NULL, NULL, 1452470400, NULL, 2371, NULL, NULL, '<p>Glass &amp; Putty</p><p>Please see worksheet&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'To re-glaze 1 no 1 no cracked window', 'Kirstie Fletcher', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2427, '2016-01-11 13:36:46', '2016-07-07 10:57:01', NULL, 29, NULL, 11, 'Paid', 1, '100 Holdenhurst Road, Bournemouth, BH8 8ZQ', NULL, '<ul><li>Operatives to attend site and place all necessary signage, barriers and protection in order to facilitate a safe compliant work environment</li><li>To carefully remove existing defective glass and cart away to a waste disposal unit&nbsp;</li><li>To supply and install new 15mm&nbsp;thick toughened glass with polished edges to replace the previously removed approximate dimensions 3.200 x 1.00</li><li>To clear site upon completion.</li></ul><p>Our total cost to carry out the above works hours shall be</p>', NULL, 5161.00, 5161.00, NULL, NULL, NULL, 1452470400, NULL, 2372, NULL, NULL, NULL, 'Steve Goodwin', 'stevegoodwin@gdcmech.com', '', '', 'Glass Replacement', 'Graham  Willis', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2428, '2016-01-11 14:27:13', '2016-07-07 11:03:10', NULL, 29, NULL, 18, 'Paid', 1, 'Canary Wharf Station', NULL, '<ul><li>To construct mock up hoarding and scaffold as per design drawings issued within levels -5.</li><li>To co-inside with main scaffold hoarding project.&nbsp;</li></ul><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 5982.00, 5982.00, NULL, NULL, NULL, 1452470400, NULL, 2373, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', 'Managing Director', 'Platform Hoarding Mock Up', 'Simon Joice', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2429, '2016-01-11 15:02:52', '2016-03-24 10:53:40', NULL, 12, NULL, 18, 'Cancelled', 1, 'Canary Wharf Station', NULL, '<p>Please find our quote as follows based on the recent survey undertaken.</p><p>We have allowed for the works to be undertaken both within and out of normal working hours.</p><p>We have made allowances for the restricted delivery times and for the transfer of materials from ground to level -5&nbsp;and are aware of the exclusion of use the existing lifts and escalators.</p><p>All perimeter of protective sheeting to be adhesive taped to avoid trips, and slips and falls. Where ply board abuts, floor trims to be installed for safe footfall.&nbsp;</p><p><strong>Level -5</strong></p><ul><li>Apply&nbsp;Monarflex&nbsp;sheeting to&nbsp;subfloor to apply to subfloor of platform area east side. &nbsp;</li><li>Apply and&nbsp;install 976m2 of ply-board sheeting to platform area. &nbsp;</li><li>Install fixture trims to new ply-board</li></ul>', NULL, 24458.00, 24458.00, NULL, NULL, NULL, 1452470400, NULL, 2374, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', '-5 Platform east and west platform protection for scaffolding', 'Simon Joice', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2430, '2016-01-11 15:48:44', '2016-01-19 17:28:27', NULL, 19, NULL, 19, 'Survey', 1, 'WFM Norwich', NULL, '<p>To carry out external floor markings to car park as drawings provided.</p><p><br /><strong>External Floor Markings</strong> - Description &amp; Detail<br />&nbsp;Installation of new car park markings</p><ul><li>&nbsp;4 off disabled spaces</li><li>&nbsp;40 off motorbike spaces</li><li>&nbsp;802 off Car spaces</li></ul><p><strong>&nbsp;Removal of existing markings</strong></p><ul><li>&nbsp;778 car spaces</li></ul><p><strong>APPLICATION</strong> External Markings<br /><strong>QUANTITY</strong> As Above<br /><strong>SURFACE</strong> Concrete<br /><strong>MATERIAL</strong> Thermoplastic<br /><strong>REMOVAL METHOD </strong>Thermal Lance / scabbling<br /><strong>WORKING HOURS</strong> 6 Weekdays</p><p><br />&nbsp;</p><p>On completion and leave work area in clean &amp; tidy condition.</p><p>&nbsp;</p><p>&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 17940.00, 17940.00, NULL, NULL, NULL, 1452470400, NULL, 2375, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Car park bay line marking', 'Mark Scally', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2431, '2016-01-11 17:38:22', '2016-01-11 17:38:22', NULL, 13, NULL, 13, 'Survey', 1, 'Units 2 & 3 Manasty Road, Orton Southgate, Peterborough, Cambridgeshire, PE2 6UP.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452470400, NULL, 2376, NULL, NULL, NULL, '', '', '', '', 'Leak in unit 3 on the ground floor outside gents toilet', 'Gavin  Robertson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2432, '2016-01-12 10:22:12', '2016-01-14 10:15:42', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Nuff Chichester Fitness ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove the existing door, remove all furniture and set aside and then remove door and dispose of.</li><li>To supply &amp; install new fire graded door FD30 with view panel.</li><li>The previously set aside furniture to be re-used with the addition of a kick plate and push plate.&nbsp;</li><li>To apply to the newly installed door 3 coats of oil based paint.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>No allowance is made within this quotation should these works be needed to be executed outside of normal working hours.</p><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,690.00</p><p>Breakdown:</p><p>Labour: &pound;840.00</p><p>Materials: &pound;850.00</p>', NULL, 1690.00, 1690.00, NULL, NULL, NULL, 1452556800, NULL, 2377, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace The Fire Door In The Kitchen', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2433, '2016-01-12 10:53:00', '2016-06-09 13:24:43', NULL, 29, NULL, 11, 'Paid', 1, 'Streatham Common', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To supply &amp; fit 2no hasp and staples to the shutter door.</li><li>To further supply 2no coded padlocks.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;288.00</p>', NULL, 288.00, 288.00, NULL, NULL, NULL, 1452556800, NULL, 2378, NULL, NULL, '<p>2no hasps and staples&nbsp;</p><p>2no coded padlocks</p><p>(Tony)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'No Lock On Roller Shutter At Paddling Pool Round Brick Hut', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2434, '2016-01-12 14:55:32', '2016-04-01 11:26:07', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Nuff Battersea Wellbeing, Sheepcote Lane, (Odd Latchmere Road), Battersea, London, SW11 5BT', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To thoroughly check the pipe work within the ceiling void and repair ongoing leakage.</li><li>To check for ingress of water from other sources and report &nbsp;upon the same if necessary.&nbsp;</li><li>To carry out repairs and renewals upon 2no areas of failed ceiling.&nbsp;</li><li>To thoroughly&nbsp;prepare the affected hatches 3no and ceiling ready to receive&nbsp;paint.</li><li>To apply 2 coats of applicable paint to the hatches and the entire ceiling area.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;1,555.00</p><p>Breakdown:</p><p>Labour: &pound;1,120.00</p><p>Materials: &pound;405.00</p><p>Waste: &pound;30.00</p><p>&nbsp;</p>', NULL, 1555.00, 1555.00, NULL, NULL, NULL, 1452556800, NULL, 2379, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak In Bar Area', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2435, '2016-01-12 14:57:48', '2016-01-12 14:57:48', NULL, 11, NULL, 11, 'Survey', 1, 'Nuff Battersea Wellbeing, Sheepcote Lane, (Odd Latchmere Road), Battersea, London, SW11 5BT', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452556800, NULL, 2380, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak In Beauty Spa Area', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2436, '2016-01-12 15:08:21', '2016-01-28 14:27:12', NULL, 21, NULL, 11, 'PO Received', 1, 'Queen Elizabeth Olympic Park ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Install free issue x32 parking bay signs.</li><li>Secure the signs in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;160.00</p>', NULL, 160.00, 160.00, NULL, NULL, NULL, 1452556800, NULL, 2381, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Install Parking Bay Signs x32', 'Navardo King', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2437, '2016-01-12 15:18:04', '2016-03-03 11:59:44', NULL, 29, NULL, 11, 'Paid', 1, '8-9 Harbour Exchange South Quay', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Supply and install 400no&nbsp;595 x 595 15mm&nbsp;Dune Armstrong Tegula&nbsp;Ceiling Tiles to existing grid&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 1650.00, 1650.00, NULL, NULL, NULL, 1452556800, NULL, 2382, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Supply and install ceiling tiles', 'Paul Jackson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2438, '2016-01-12 15:40:50', '2016-01-14 12:07:04', NULL, 13, NULL, 11, 'Quote Sent', 1, 'Nuffield Milton Keynes, Avery Boulvevard, 602 Marlborough Gate ', NULL, '<p>There is an ongoing problem with the &quot;inhouse&quot; heating system where by periodically the pipe connection within the ceiling void fails and water leakage occurs. This problem must be the responsibility of the landlord. Upon successful completion of the repairs the re-installment of the ceiling board and re-decorations will need to be carried out.&nbsp;</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To erect safe working scaffolding.&nbsp;</li><li>To replace the ceiling board to match the existing.</li><li>To tape, joint and chaulk the joints ready to receive decorations.&nbsp;</li><li>To apply to the entire ceiling area 2 coats of emulsion paint.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1565.00</p><p>Breakdown:</p><p>Labour: &pound;1,120.00</p><p>Materials: &pound;285.00</p><p>Access Equipment: &pound;100.00</p>', NULL, 1565.00, 1565.00, NULL, NULL, NULL, 1452556800, NULL, 2383, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Heating Pipe Leakage ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2439, '2016-01-12 15:41:36', '2016-01-12 15:41:36', NULL, 11, NULL, 11, 'Survey', 1, 'Nuffield Milton Keynes, Avery Boulvevard, 602 Marlborough Gate ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452556800, NULL, 2384, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Child\'s Pool Leakage', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2440, '2016-01-12 15:42:16', '2016-01-13 10:19:45', NULL, 13, NULL, 11, 'Survey', 1, 'Nuffield Milton Keynes, Avery Boulvevard, 602 Marlborough Gate ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452556800, NULL, 2385, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Swimming Pool Leakage', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2441, '2016-01-12 15:53:47', '2016-01-13 09:28:43', NULL, 11, NULL, 11, 'Survey', 1, 'Void ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452556800, NULL, 2386, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Void', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2442, '2016-01-12 16:02:00', '2016-04-05 16:15:48', NULL, 25, NULL, 13, 'Quote Sent', 1, 'Priory Court, St Johns Road, Dover, Kent, CT17 9SH', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To attend site &amp; place all necessary barriers, signature &amp; protection&nbsp;</li><li>To employ a safe working at height system&nbsp;</li><li>To carry out repairs the the roof gulley&nbsp;and ensure good working order&nbsp;</li><li>To erect&nbsp;safe working scaffolding&nbsp;</li><li>To carry out mortor&nbsp;repairs to the reveal and head at the window opening</li><li>Site to be left clean and tidy.</li></ul><p>&nbsp;</p><p>Labour&nbsp;&pound;560</p><p>Materials &pound;89.00</p><p>Waste &pound;20.00</p><p>Plant &amp; Access Equipment &nbsp;&pound;115.00</p><p>&nbsp;</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 792.00, 792.00, NULL, NULL, NULL, 1452556800, NULL, 2387, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Roof Leak', 'Shani Joubert', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2443, '2016-01-12 16:17:44', '2016-08-25 10:44:39', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Battersea Wellbeing, Sheepcote Lane, (odd Latchmere Road), Battersea, London, SW11 5BT', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To erect safe working access scaffolding.</li><li>To carry out repairs to the 100mm&nbsp;rainwater outlet in order to prevent further leakage.</li><li>To test the system upon completion.&nbsp;</li><li>To remove scaffolding and clear site upon completion.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;474.00</p><p>Breakdown:</p><p>Labour: &pound;280.00</p><p>Materials: &pound;94.00</p><p>Access Equipment: &pound;100.00</p>', NULL, 474.00, 474.00, NULL, NULL, NULL, 1452556800, NULL, 2388, NULL, NULL, '<p>Please speak to Steve with what materials we will need</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Carry out leak in squash court room from the ceiling', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2444, '2016-01-13 15:34:07', '2016-08-25 10:48:03', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Cambridge, 213 Cromwell Rd, Cambridge CB1 3BA', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove the existing defective door and dispose of.</li><li>To install a new door to match the existing and ensure good working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works outside of&nbsp;normal working hours shall be &pound;1,880.00</p><p>Breakdown:</p><p>Labour: &pound;660.00</p><p>Materials: &pound;1,220.00</p>', NULL, 1880.00, 1880.00, NULL, NULL, NULL, 1452643200, NULL, 2389, NULL, NULL, '<p>Balcony Door - See worksheet&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replacement of balcony door (it is a fire door).', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2445, '2016-01-13 16:05:24', '2018-04-25 10:32:18', NULL, 35, NULL, 11, 'Quote Sent', 1, 'Nuffield - Nuffield Wellbeing, Simpson Way, Long Ditton, Surbiton KT6 4ER', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carefully remove the existing pipe encasement and set aside.</li><li>To remove the existing waste pipe and clear from site.</li><li>To fit a new waste pipe system.</li><li>To test the new installation.</li><li>To replace the previously set aside encasement.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Please note no allowance has been made should the macerator itself prove unserviceable.&nbsp;</p><p>Our total cost to carry out the above works out of&nbsp;normal working hours shall be &pound;771.00</p><p>Breakdown:</p><p>Labour: &pound;660.00</p><p>Materials: &pound;121.00</p>', NULL, 771.00, 771.00, NULL, NULL, NULL, 1452643200, NULL, 2390, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Macerator Burning Out ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2446, '2016-01-13 16:06:08', '2018-04-25 10:32:30', NULL, 35, NULL, 11, 'Paid', 1, 'Nuffield - Nuffield Wellbeing, Simpson Way, Long Ditton, Surbiton KT6 4ER', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To replace 1no section of gully grid.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>The existing gully grid system is in need of replacement as the body of the system is separating.&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be &pound;269.00</p>', NULL, 269.00, 269.00, NULL, NULL, NULL, 1452643200, NULL, 2391, NULL, NULL, '<p>Gully drain cover</p><p>Please see worksheet please</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Gully Drain Cover Needed', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2447, '2016-01-13 16:06:56', '2018-04-25 10:32:42', NULL, 35, NULL, 11, 'Survey', 1, 'Nuffield - Nuffield Wellbeing, Simpson Way, Long Ditton, Surbiton KT6 4ER', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452643200, NULL, 2392, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Rear External Stairs Leaking Into Storeroom Below ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2448, '2016-01-14 10:24:49', '2016-10-05 13:56:21', NULL, 12, NULL, 13, 'Quote Sent', 1, 'Clapham Library, 91 Clapham High Street, London, SW4 7DB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To lightly rub down and clean all walls and ceilings within the scope of works.</li><li>To apply 2 coats of emulsion paint to the previously&nbsp;prepared surfaces.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;6,774.00</p><p>Breakdown:</p><p>Labour: &pound;5,200.00</p><p>Materials: &pound;1,574.00</p>', NULL, 6774.00, 6774.00, NULL, NULL, NULL, 1452729600, NULL, 2393, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Refresh paintwork', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2449, '2016-01-14 11:06:27', '2016-07-07 11:04:43', NULL, 29, NULL, 6, 'Paid', 1, 'Coutts Bank, The Strand', NULL, '<p>it is assumed that parking will be arranged for 2 no. vehicles</p><ul><li>operatives to attend site and sign in</li><li>Squash&nbsp;floor to be uplifted and disposed of ( care to be taken as potential bio - hazard present)</li><li>Area to be Deep Cleaned as potential Bio - Hazard present</li><li>2 no. dehumidifiers to be set up and run to dry out the floor and damp walls ( Carillon to empty drain off trays daily)</li><li>once floors and walls are dry Squash floor system to be replaced, like for like ( flooring spec to be sent with quotation.</li><li>site to be left clean and tidy</li></ul><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;11,495.00+VAT</p><p><strong>Breakdown:</strong></p><p>uplift and disposal - &pound; 1,150.00+VAT</p><p>Deep clean if required - &pound;950.00+VAT</p><p>2 no. dehumidifiers for 1 no. week hire &pound;400.00+VAT</p><p>New like for like squash court flooring - &pound;8,450.00+VAT</p><p>Optional Additional Cost for Decorating of Squash Court walls only.&nbsp;- &pound;545.00</p>', NULL, 11495.00, 11495.00, NULL, NULL, NULL, 1452729600, NULL, 2184, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Removal and replacement of Squash Court Flooring and associated Deep Cleaning works', 'Gregory Nash', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2450, '2016-01-14 11:40:07', '2016-06-16 11:40:07', NULL, 29, NULL, 9, 'Paid', 1, 'Westferry 8th floor and 6th floor', NULL, '<p>under instruction from Enda Nally&nbsp;please see below quotation.</p><p>&nbsp;</p><p><strong>8th Floor works</strong></p><ul><li>Operatives to install barriers and&nbsp;apply protective sheeting to work routes and working areas.</li><li>1 no. floor box ( 1 no. twin double socket, 1 no data point and 1 no. blank plate)to be installed for new printer location ( leads and floor boxes have a 5 day lead time)</li><li>3 no. floor boxes to be relocated within office to suit new office layout ( client to issue marked drawings with final locations)</li><li>free issued carpet to be installed to suit new floor box layout.</li><li>Site to be left clean and tidy.</li></ul><p><strong>6th floor works</strong></p><ul><li>4 no. floor boxes ( same spec as above)&nbsp;to be installed to suit new desk layouts ( client will be installing desks and power modules)</li><li>1 no. floor box to be installed for new printer location</li><li>2 no. banks of desks to be moved to to open up walk way between desks ( brian specified 1 no. bank of desks to be moved 50mm and the other bank of desks to be moved 100mm)</li><li>new devider to be installed to 1 no. desk ( to be done by others)</li><li>floor boxes to be relocated to suit</li><li>for the floor boxes to line up correctly with new desk location metal plates may need to be installed to cover old cut out holes.</li><li>free issued carpet to be installed to suit new floor box layouts</li></ul><p><strong>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;6,580.50</strong></p><p>Labour - &pound;4,660.00+VAT&nbsp;(4 no. electricians for 2 no. shifts, 2 no. carpet fitter shifts, 4 no. labour shifts)</p><p>Materials - &pound;1,645.50+VAT</p><p>site protection and barriers - &pound;150.00+VAT</p><p>Waste - &pound;125.00+VAT</p><p><strong>Notes:</strong></p><ol><li><strong>all desks are to be cleared of personal belongings</strong></li><li><strong>all it equipment on desks are to be powered off and all data cabling disconnected from floor boxes ( DONE BY OTHERS)</strong></li><li><strong>no staff will be in or around the work areas</strong></li><li><strong>computer equipment to be reinstated by others on completion of desk moves</strong></li><li><strong>condition of free issued client is the responsibility of the client.</strong></li><li><strong>we envisage the works to take 1 no. weekend</strong></li><li><strong>smoke isolation to be in place</strong></li><li><strong>parking is required</strong></li><li><strong>new walkway opening distance is the clients responsibility</strong></li></ol><p>&nbsp;</p>', NULL, 6580.50, 6580.50, NULL, NULL, NULL, 1452729600, NULL, 2394, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'floor box installation and relocations', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2451, '2016-01-14 15:09:30', '2016-05-12 10:28:35', NULL, 29, NULL, 9, 'Paid', 1, '1 Appold Street 1st and 4th floor', NULL, '<p>It is assumed that the carpet will be onsite at 1 Appold street and no transportation will be involved</p><ul><li>Operatives to attend site and sign in</li><li>floor protection to be installed to all areas</li><li>signage to be installed</li><li>carpet to be uplifted ( areas agreed prior to works)</li><li>carpet to be disposed of</li><li>liquid carpet adhesive&nbsp;to be applied to floor area</li><li>free issued carpet to be installed ( condition of carpet is the responsibility of the client)</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;2,976.00+VAT</p><p>Breakdown</p><p>Labour - &pound;2,316.00+VAT</p><p>Materials - &pound;245.00+VAT</p><p>Protection and signage - &pound; 115.00+VAT</p><p>Waste - &pound;300.00+VAT</p>', NULL, 2976.00, 2976.00, NULL, NULL, NULL, 1452729600, NULL, 2395, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'carpet replacement', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2452, '2016-01-15 10:50:28', '2016-07-05 11:11:01', NULL, 12, NULL, 13, 'Survey', 1, 'King\'s Yard 1 Waterden Road Queen Elizabeth Olympic Park London E15 2GP', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1452816000, NULL, 2396, NULL, NULL, '<p>New Mixer Tap&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace a tap in 1st Floor Female toilet', 'Navardo King', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2453, '2016-01-15 10:54:00', '2016-03-11 14:27:57', NULL, 29, NULL, 11, 'Paid', 1, '192 Dawley Road, Hayes, Middlesex, UB3 1EH', NULL, '<ul><li>Our plumber attended site on 15th January 2016 to survey leak and broken flush in 1st floor gents toilet and hot tap not working in 1st floor kitchen.</li><li>Our plumber checked all sanitary for leaks, basin waste was broken, removed existing&nbsp;and replaced with new 1 1/4 basin waste.</li><li>Flush syphon had come away from seating, removed lid, resealed syphon, refitted lid and tested and left in good working order.</li><li>Isolated hot water removed top body, took apart, greased mechanical part, refitted and tested and left in good working order.</li><li>Site to be left clean and tidy.</li></ul><p><strong>Breadown</strong></p><p>Labour: &pound;170.00</p><p>Materials: &pound;15.00</p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 185.00, 185.00, NULL, NULL, NULL, 1452816000, NULL, 2397, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Leak In Gents Toilet, Broken Flush On Toilet and Non-Working Tap in Kitchen ', 'Richard Saville', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2454, '2016-01-15 11:47:09', '2016-01-15 11:49:20', NULL, 19, NULL, 19, 'Survey', 1, 'Telecity 8/9 harbour exchange', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Remove defective tiles.</li><li>Supply and install new Armstrong tegula&nbsp;ceiling tiles to match existing.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 750.00, 750.00, NULL, NULL, NULL, 1452816000, NULL, 2399, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Supply and install ceiling tiles', 'Richard George', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2455, '2016-01-15 16:04:00', '2016-04-08 10:05:28', NULL, 29, NULL, 13, 'Paid', 1, '22 Albion Yard, Whitechapel Road, E1 1BW', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To ease and adjust patio doors.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;269.15</p>', NULL, 269.15, 269.15, NULL, NULL, NULL, 1452816000, NULL, 2400, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Asses patio doors', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2456, '2016-01-15 16:51:04', '2016-06-30 10:37:56', NULL, 29, NULL, 13, 'Paid', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Removed existing defective tubes and dispose of.&nbsp;</li><li>Supply &amp; install 3no tubes.</li><li>Test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;143.75</p><p>Breakdown:</p><p>Labour: &pound;128.75</p><p>Materials: &pound;15.00</p>', NULL, 143.75, 143.75, NULL, NULL, NULL, 1452816000, NULL, 2401, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Light repairs', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2457, '2016-01-15 17:09:58', '2016-08-11 13:00:38', NULL, 12, NULL, 13, 'Paid', 1, 'Willington Road Youth Centre, 55 Willington Road, London, SW9 9NB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To supply &amp; fit a combination padlock to existing hardware.</li><li>To secure in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;82.00</p>', NULL, 163.00, 163.00, NULL, NULL, NULL, 1452816000, NULL, 2402, NULL, NULL, '<p>Combination padlock</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Supply ', 'Sharon Baker', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2458, '2016-01-18 10:34:26', '2016-11-24 11:09:33', NULL, 29, NULL, 12, 'Paid', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives unblocked 4 toilets in the office block.</li><li>Tested and inspected for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;108.00</p>', NULL, 108.00, 108.00, NULL, NULL, NULL, 1453075200, NULL, 2403, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Blocked Toilet Downstairs', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2459, '2016-01-18 13:40:58', '2016-03-17 13:42:33', NULL, 29, NULL, 12, 'Paid', 1, 'Store Road, North Woolwich, E16', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 2422.55, 2422.55, NULL, NULL, NULL, 1453075200, NULL, 2404, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Repairs to fallen down hoarding', 'Colin Halmkan', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL);
INSERT INTO `quotes` (`id`, `created_at`, `updated_at`, `deleted_at`, `updated_by`, `deleted_by`, `creator`, `status`, `active`, `title`, `friendlyURL`, `description`, `totalCost`, `totalSell`, `totalProfit`, `deliveryCost`, `deliverySell`, `eCopyURL`, `date`, `address_id`, `job_id`, `custom1`, `custom2`, `custom3`, `signatory`, `signatoryEmail`, `signatoryPhone`, `signatoryJobTitle`, `project`, `contact`, `archived`, `materials_expected`, `materials_priced`, `materials_price_set`, `materials_price_set_by`, `head_office`, `quote_type`, `general_allowances`) VALUES
(2460, '2016-01-19 08:58:30', '2016-01-19 09:36:30', NULL, 9, NULL, 9, 'Quote Sent', 1, '28 Rope Maker Street', NULL, '<p><strong>the below costs are based on a ground level survey only where we was unable to access the upper level access platform.</strong></p><p><strong>we have excluded costs for the edge protection around the upper level until we can gain access to carryout a full survey.</strong></p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>sprinkler system to be isolated ( pipe work relocated by others)</li><li>smoke detector to be relocated by others ( once ceiling has been modified to suit)</li><li>suspended ceiling to be removed and set to one side.</li><li>1No two stage Sliding Cat &ndash; Ladder Aprrox 4.4 meters High o/a . All from 60x10mm flat frame with internal Runs of 20mm Diameter Round Bar &amp; 200mm Centers &nbsp;giving a overall width of 450mm o/a . New Hoops to be from 60x6mm Mild Steel Flat Rolled into a Radius &nbsp;evenlly Spaced along the ladder Height&nbsp; . First Hoop to be 2 meters from the FFL&nbsp;To comply with the Regulations .</li><li>All bolted together with L Shaped Brackets that are bolted to the Existing walls &nbsp;&amp; Gantry Level&nbsp;</li><li>new fire rated access hatch to be installed ( ceiling&nbsp;to be adapted to suit)</li><li>existing suspended&nbsp;ceiling to be adapted to suit new ceiling layout</li><li>lights to be reinstated ( no testing works required)</li><li>sprinklers and and smoke detectors to be installed by others.</li><li>decoration works to be carried out to ceiling only</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;5,757.00+VAT</p><p>Breakdown.</p><p>Labour&nbsp;- &pound;1,544.00+VAT</p><p>Materials - &pound;4,213.00+VAT</p><p>&nbsp;</p>', NULL, 5757.00, 5757.00, NULL, NULL, NULL, 1453161600, NULL, 2405, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'AHU access through meeting room ceiling', 'Sam Harris', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2461, '2016-01-19 11:30:19', '2016-06-30 10:40:06', NULL, 29, NULL, 13, 'Paid', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to isolate the water.</li><li>Disconnected&nbsp;all 3 traps and cleaned.</li><li>Disconnected 2&quot; waste pipe from under urinals and cleaned out.&nbsp;</li><li>Added sulfuric acid and rodded from access point behind panel.&nbsp;</li><li>Tested and inspected for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;164.00</p><p>Breakdown:</p><p>Labour: &pound;132.00</p><p>Materials: &pound;32.00</p>', NULL, 164.00, 164.00, NULL, NULL, NULL, 1453161600, NULL, 2406, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Flooding of the urinal', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2462, '2016-01-19 11:41:21', '2016-10-06 11:09:34', NULL, 29, NULL, 13, 'Paid', 1, 'Clapham Common, SW9 9DE.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To install safe working access scaffolding.</li><li>To install compliant anchorage system.</li><li>To carry out roof repairs to the &quot;box gutter&quot;.</li><li>To carefully remove the existing defective door and frame which is beyond repair and remove from site.</li><li>To replace the door, frame, architrave and door furniture.&nbsp;</li><li>To install an upgraded fire check door.</li><li>To install a overhead door closure.&nbsp;</li><li>To install smoke seals.</li><li>To install door stops.&nbsp;</li><li>To carry out localised&nbsp;wall paint refurbishment.&nbsp;</li><li>To apply 3 coats of oil based paint to the newly fitted door and frame.&nbsp;</li><li>To dismantle the access scaffolding.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;2,197.00</p><p>Labour: &pound;1,365.00</p><p>Materials: &pound;698.00</p><p>Plant &amp; Access Equipment: &pound;134.00</p>', NULL, 2197.00, 2197.00, NULL, NULL, NULL, 1453161600, NULL, 2407, NULL, NULL, '<p>Door</p><p>2 x 5ltr&nbsp;cromapol</p><p>1 door lining x 100mm</p><p>1 set of door furniture</p><p>12m of 2 inch architrave (see picture)</p><p>Paint</p><p>brushes</p><p>smoke seals</p><p>door stop</p><p>perco door closer</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak from pavillion roof', 'Abraham Mensah', 0, '2016-08-09 12:00:00', NULL, NULL, NULL, NULL, 'quote', NULL),
(2463, '2016-01-19 11:42:11', '2016-06-30 10:50:34', NULL, 29, NULL, 13, 'Paid', 1, '139 Albert Carr Gardens', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To thoroughly overhaul the existing push bar system.&nbsp;</li><li>To check for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Should it prove unachievable to return the mechanism to good working order no allowance is made to replace with new equipment.&nbsp;</p><p>Our total cost to carry out the above works out of&nbsp;normal working hours shall be &pound;310.00</p>', NULL, 310.00, 310.00, NULL, NULL, NULL, 1453161600, NULL, 2408, NULL, NULL, '<p>Briton Push Bar</p><p>Tek Screw</p><p>(Tony) See worksheet&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Fire exit door in the ground floor require over hauling', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2464, '2016-01-19 11:43:25', '2016-01-26 13:47:06', NULL, 13, NULL, 13, 'Quote Sent', 1, '110 Union Road. ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove any loose and broken masonry from the fractured flooring and clear from site.&nbsp;</li><li>To execute epoxy resin repairs to the previously prepared fracture.</li><li>To apply sika rapid DPM to the entire floor surface.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;718.00</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;158.00</p>', NULL, 718.00, 718.00, NULL, NULL, NULL, 1453161600, NULL, 2409, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Repair leak caused by a crack', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2465, '2016-01-19 12:01:52', '2016-05-06 09:45:53', NULL, 29, NULL, 11, 'Paid', 1, 'Brockwell Park ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 702.00, 702.00, NULL, NULL, NULL, 1453161600, NULL, 2410, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Window Shutter Stuck ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2466, '2016-01-19 16:21:18', '2016-01-21 10:04:51', NULL, 13, NULL, 11, 'Quote Sent', 1, 'London Bridge, Unit 4b Holyrood Street, London, SE1 2EL', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove defective the water heater in the canteen and dispose of.</li><li>To supply &amp; install new water heater.</li><li>To remove the leaking bottle trap on the sink and dispose of.</li><li>To supply &amp; install new sink bottle trap.</li><li>To replace the operating valve to the men&#39;s wc water heater.</li><li>To remove the existing wall heater and dispose of, as this was disconnected after catching fire.</li><li>To supply &amp; install new electric wall heater.</li><li>To test and inspect all the above works and check for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;632.95</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;372.95</p>', NULL, 632.95, 632.95, NULL, NULL, NULL, 1453161600, NULL, 2411, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace Water Heater ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2467, '2016-01-19 17:13:37', '2016-01-26 14:09:54', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Kleen Dry Cleaners, 53 Black Prince Road, Kenninghton, SE11 6AB.', NULL, '<p>Upon attendance to this property it is apparent that the single stack waste system is leaking. The odour&nbsp;and leakage in our opinion is a health and safety issue and should be rectified asap. We were unable to access the first floor flat on our visit.</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To test the existing plumbing waste pipe system and the accompanying drainage.</li><li>Carr out repairs and renewals as necessary and leave in good working order.</li><li>Site to be left clean and tidy.</li></ul><p>The floor coverings and decoration are also in urgent need of renewal and&nbsp;rmedial&nbsp;works which should be&nbsp;quoted&nbsp;upon successful completion of the plumbing and drainage works.&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be &pound;692.00</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;132.00</p>', NULL, 692.00, 692.00, NULL, NULL, NULL, 1453161600, NULL, 2412, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Repair leak ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2468, '2016-01-19 17:39:55', '2016-07-28 14:52:53', NULL, 12, NULL, 13, 'Quote Sent', 1, 'Nuffield Brondesbury Park Wellbeing, Sidmouth Road, Willesden, London, NW2 5JY', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove the damaged section of ceiling and dispose of.</li><li>To install additional support within the ceiling void.</li><li>To install new section of plasterboard.&nbsp;</li><li>To tape &amp; joint and caulk the same.</li><li>To thoroughly prepare the affected area ready to receive new paint.&nbsp;</li><li>To paint the entire ceiling area with 2 coats of Dulux&nbsp;paint.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;758.00</p><p>Breakdown:</p><p>Labour: &pound;660.00</p><p>Materials: &pound;98.00</p>', NULL, 758.00, 758.00, NULL, NULL, NULL, 1453161600, NULL, 2413, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Repair the small section of ceiling poolside, plasterboard damaged. ', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2469, '2016-01-20 11:26:09', '2016-07-28 14:52:11', NULL, 12, NULL, 13, 'Quote Sent', 1, 'Nuffield Brondesbury Park Wellbeing, Sidmouth Road, Willesden, London, NW2 5JY', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carefully remove the broken mirrors and dispose of.</li><li>To thoroughly&nbsp;prepare the surfaces below ready to receive&nbsp;new mirrors.</li><li>To install new mirrors to match the existing using proprietary mirror adhesive.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of&nbsp;normal working hours shall be &pound;1,548.00</p><p>Breakdown:</p><p>Labour: &pound;660.00</p><p>Materials: &pound;858.00</p><p>Waste: &pound;30.00</p>', NULL, 1548.00, 1548.00, NULL, NULL, NULL, 1453248000, NULL, 2414, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replacement of 4 mirrors', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2470, '2016-01-20 11:35:51', '2016-09-21 10:16:56', NULL, 12, NULL, 13, 'PO Received', 1, 'Lollard Street Adventure Playground, Lollard Street, London, SE11 6PX', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To erect a safe working tower scaffolding.</li><li>To install a man anchorage system to the roof.&nbsp;</li><li>To completely&nbsp;clear the entire surface of the roof.</li><li>To apply bitumen primer to the entire roof surface.</li><li>To apply torch on underlay felt 2 layers to an area of depression on the roof.</li><li>To apply green mineral torch on felt to the entire roof.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;2,483.00</p><p>Breakdown:</p><p>Labour: &pound;1,680.00</p><p>Materials: &pound;538.00</p><p>Plant &amp; Access Equipment: &pound;265.00</p>', NULL, 2483.00, 2483.00, NULL, NULL, NULL, 1453248000, NULL, 2415, NULL, NULL, '<p>Roof primer x 5l</p><p>Roof gutter silicone 2 tubes</p><p>Roof felt torch on green mineral 1 in stores need 6 more</p><p>1 roll of underlay torch</p><p>1 gas bottle</p><p>gas gun</p><p>Man anchor system&nbsp;</p><p>scaffold tower</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Roof leaking', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2471, '2016-01-20 11:36:31', '2016-09-21 10:17:11', NULL, 12, NULL, 13, 'Survey', 1, 'Lollard Street Adventure Playground, Lollard Street, London, SE11 6PX', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1453248000, NULL, 2416, NULL, NULL, NULL, '', '', '', '', 'Pipe leaking under kitchen sink', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2472, '2016-01-20 11:58:51', '2018-04-25 10:26:07', NULL, 35, NULL, 13, 'Quote Sent', 1, 'Nuffield - Nuffield Ipswich Hospital, Foxhall Road Ipswich, Suffolk IP4 5SW', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove existing&nbsp;broken&nbsp;fence post and redundant concrete base and dispose of.</li><li>To install a new fence post to match the existing.&nbsp;</li><li>To installconcrete post into the ground and finish wih tarmac.</li><li>To instal a new top rail to match existing.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;455.00</p><p>Breakdown:</p><p>Labour: &pound;280.00</p><p>Materials: &pound;107.00</p><p>Plant &amp; machinery: &pound;68.00</p>', NULL, 455.00, 455.00, NULL, NULL, NULL, 1453248000, NULL, 2417, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Fence Repairs', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2473, '2016-01-20 12:11:43', '2016-12-23 11:18:01', NULL, 29, NULL, 11, 'Paid', 1, 'HG Timber, Swallowfield Way, Hayes, UB3 1ET', NULL, '<ul><li>Our electrician attended site on 13th&nbsp;October to disconnect 7 no.&nbsp;cabins at HG Timber. &nbsp;</li><li>Site to be left clean and tidy.</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;160.00</p><p>Materials: &pound;20.00</p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 180.00, 180.00, NULL, NULL, NULL, 1475622000, NULL, 2418, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Disconnect all the cabins', 'Richard Saville', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2474, '2016-01-20 13:51:30', '2016-05-12 10:58:11', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Hertford Wellbeing, Madford Retail Park, Ware Road, Hertford, Hetfordshire, SG13 7RQ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To thoroughly prepare the area and surfaces including removing the temporary plywood.</li><li>To supply &amp; install a new glass unit to match the existing.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;431.00</p><p>Breakdown:&nbsp;</p><p>Labour: &pound;280.00</p><p>Materials: &pound;151.00</p>', NULL, 431.00, 431.00, NULL, NULL, NULL, 1453248000, NULL, 2419, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Small window smashed to small storage shed', 'Natania  Atkinson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2475, '2016-01-20 13:57:30', '2016-08-25 10:21:37', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Hertford Wellbeing, Madford Retail Park, Ware Road, Hertford, Hetfordshire, SG13 7RQ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To prepare the affected surfaces where the previously failed plasterboard remains ready to receive&nbsp;new coverings.&nbsp;</li><li>To supply &amp; install new plasterboard to replace the previously removed.</li><li>To tape and chaulk the joints.&nbsp;</li><li>To thoroughly&nbsp;rub down and prepare the surfaces.</li><li>To apply 2 coats of water based paint to the affected area.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,008.00</p><p>Breakdown:</p><p>Labour: &pound;840.00</p><p>Materials: &pound;168.00</p>', NULL, 1008.00, 1008.00, NULL, NULL, NULL, 1453248000, NULL, 2420, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Gym plasterboard wall damaged - large section damage', 'Natania  Atkinson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2476, '2016-01-20 14:57:20', '2016-04-07 12:17:20', NULL, 29, NULL, 9, 'Paid', 1, 'OOCPA Project offices, Canal Way, North Kensington, London, w10 5az', NULL, '<p>Operative to run new cable 2.5 SWA to adaptable box and to consumer unit. &nbsp;Install 2 x lights outside the&nbsp;civils&nbsp;office operated by photo cell and check lights around yard.</p><p>Materials Cost :&nbsp; &nbsp;&pound;122.05</p><p>Labour&nbsp;Cost : &nbsp;&pound;280.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 402.05, 402.05, NULL, NULL, NULL, 1453248000, NULL, 2421, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'waste pipe replacement to canteen container', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2477, '2016-01-21 14:13:30', '2016-01-21 14:17:33', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Nuff St Albans, Highfield Park Dr, St Albans, Hertfordshire AL4 0AH', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To isolate the existing water supply.</li><li>Operatives to remove the existing 5 mix taps for the showers and dispose of.</li><li>To supply &amp; install 5 new mixer taps.</li><li>To secure into place</li><li>Test and inspect for correct working order.&nbsp;</li><li>To reinstate the water supplies.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;1,864.00</p><p>Breakdown:</p><p>Labour: &pound;330.00</p><p>Materials: &pound;1,534.00</p>', NULL, 1864.00, 1864.00, NULL, NULL, NULL, 1453334400, NULL, 2422, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace 5 mixer tap for the showers', 'Kirstie Fletcher', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2478, '2016-01-22 10:01:53', '2016-04-28 10:45:12', NULL, 29, NULL, 19, 'Paid', 1, '8/9 Harbour Exchange south Quay', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To supply and install an extra 616&nbsp;Armstrong Dune ceiling tiles&nbsp;</li><li>To build 2no plasterboard bulk heads outside of plant/pump rooms with f trim ready for decoration</li><li>To build 3no additional outside of lift lobbies and change damaged tiles in various areas on the 5th floor&nbsp;</li><li>Change ceiling tiles on the 8th floor in various areas</li><li>To rebate all tiles over existing partitions</li><li>On completion site&nbsp;to be left clean and tidy.</li></ul><p><strong>Price breakdown</strong></p><p><strong>To supply 36&nbsp;no&nbsp;boxes of Armstrong dune ceiling tiles @ &pound;65.39 per box = &pound;2354.04</strong></p><p><strong>Courier Charge &pound;75.00</strong></p><p><strong>Install f trim and plasterboard for 2no extra Bulkheads outside pump rooms &pound;58.00</strong></p><p><strong>Supply an additional 7no boxes of Armstrong Dune ceiling tiles @ &pound;65.39 &nbsp;= &pound;450.70&nbsp;(picked up on previous courier charge)</strong></p><p><strong>F Trim for 3rd bulkhead &pound;22.50</strong></p><p><strong>Labour&nbsp; 18th&nbsp;Jan&nbsp;3 men half day @ &pound;122.00 per man = &pound;366.00</strong></p><p><strong>Labour&nbsp; 19th Jan 3 men 1 day @ &nbsp;&pound;244.00 per man =&nbsp;&pound;732.00</strong></p><p><strong>Labour&nbsp;20th Jan 2 men 1 day @ &pound;244.00 per man = &pound;488.00</strong></p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 4546.24, 4546.24, NULL, NULL, NULL, 1453420800, NULL, 2423, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Additional Works To Level 5 ', 'Richard George', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2479, '2016-01-22 10:42:12', '2016-04-07 12:13:56', NULL, 29, NULL, 6, 'Paid', 1, 'OOCPA Project offices, Canal Way, North Kensington, London, w10 5az', NULL, '<p>Operative to look at Men&#39;s urinals as they are not flowing, also the Women&#39;s WC is leaking and there is a leak from the on-site canteen.</p><p>Materials Cost :&nbsp; &nbsp;&pound;267.96</p><p>Labour&nbsp;Cost : &nbsp;&pound;280.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 547.96, 547.96, NULL, NULL, NULL, 1453420800, NULL, 2028, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Various works', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2480, '2016-01-22 11:08:19', '2018-04-25 10:35:39', NULL, 35, NULL, 13, 'Paid', 1, 'Nuffield - Nuffield Wellbeing, Simpson Way, Long Ditton, Surbiton KT6 4ER', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 250.00, 250.00, NULL, NULL, NULL, 1453420800, NULL, 2424, NULL, NULL, NULL, '', '', '', '', 'Pipe work to swimming pool needs to be replaced for heat exchanger.', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2481, '2016-01-22 11:10:20', '2016-04-14 12:16:51', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Guiseley Wellbeing, Otley Road, White Cross, Guiesley, Leeds, West Yorkshire, LS20 8LY', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 200.00, 200.00, NULL, NULL, NULL, 1453420800, NULL, 2425, NULL, NULL, NULL, '', '', '', '', 'Pipe leaking from pipe in ceiling in male changing room', 'Natania  Atkinson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2482, '2016-01-22 13:02:01', '2016-04-01 09:41:49', NULL, 29, NULL, 19, 'Paid', 1, 'Citi bank 25-33 canada square ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Make good wall areas in preparation for painting.</li><li>Apply 2no coats of Dulux ral 9010 eggshell paint to wall areas.</li><li>Clean ceiling tiles.</li><li>On completion leave work area in clean &amp; tidy condition.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 1075.00, 1075.00, NULL, NULL, NULL, 1453420800, NULL, 2426, NULL, NULL, NULL, '', '', '', '', 'CGC1 level 1 office decoration', 'Terry Andrews', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2483, '2016-01-22 14:14:51', '2016-02-01 16:59:14', NULL, 19, NULL, 19, 'Survey', 1, 'Links of london francis street london', NULL, '<p>&nbsp;</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Supply and install acoustic partition on top of existing partition<br />to be built with 50&nbsp;mm stud 25&nbsp;mm acoustic quilt and double skin of board both sides.</li><li>Supply and install 56&nbsp;bd barrier under the raised floor inline with the partition.</li><li>Tape &amp; joint wall areas in preparation.</li><li>Apply 2no coats of Dulux vinyl matt emulsion to wall areas (Colour&nbsp;to be confirmed by client)</li><li>Install metal stud and plasterboard to&nbsp;Block off door entrance by disabled ramp and decorate to match existing.</li><li>Install floor pedestals to raise flooring to meet existing floor level on reception side.</li><li>On completion leave work area in clean &amp; tidy condition.</li></ul><p><strong>Breakdown of costs.</strong></p><p><strong>Partitions &amp; acoustic quilt &pound;4,518.00</strong></p><p><strong>Tape &amp; jointing/drylining&nbsp;&pound;1,800.00</strong></p><p><strong>Decoration &pound;1,214.00</strong></p><p><strong>Protection &pound;200.00</strong></p><p><strong>Waste &pound;100.00&nbsp;</strong></p><p>&nbsp;</p><p>&nbsp;</p><p><strong>Please note office furniture to be&nbsp;removed by others</strong><br /><!--[endif]--></p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 7832.00, 7832.00, NULL, NULL, NULL, 1453420800, NULL, 2427, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Boardroom soundproofing and partition works.', 'Dan McDonald', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2484, '2016-01-22 17:12:50', '2016-07-05 11:12:02', NULL, 12, NULL, 13, 'Survey', 1, 'King\'s Yard 1 Waterden Road Queen Elizabeth Olympic Park London E15 2GP', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1453420800, NULL, 2428, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replacement of 2 hot water boilers', 'Navardo King', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2485, '2016-01-22 17:14:42', '2016-02-01 11:37:31', NULL, 13, NULL, 13, 'Quote Sent', 1, 'King\'s Yard 1 Waterden Road Queen Elizabeth Olympic Park London E15 2GP', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To install new draught&nbsp;excluder strips&nbsp;to both entrance doors.&nbsp;</li><li>To secure in to place.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;217.50</p><p>Breakdown:</p><p>Labour: &pound;130.00</p><p>Materials: &pound;87.50</p>', NULL, 217.50, 217.50, NULL, NULL, NULL, 1453420800, NULL, 2429, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'The double doors (near visitor centre, canal side) have a gap underneath it', 'Navardo King', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2486, '2016-01-25 09:18:50', '2016-08-05 13:01:17', NULL, 29, NULL, 11, 'Paid', 1, 'Direct Line, Giles Place, 31 Princes Street, Ipswich, IP1 1PU', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li><p>To attend site &amp; place recessing barriers signage &amp; protection in order to create a safe, compliant work area</p></li><li><p>To remove existing Television, support bracket &amp; electrical outlet upon safe isolation of the electrical supply</p></li><li><p>To re-site the television screen and associated bracket &amp; electrical supply which will involve the fitting of a new plywood support within the existing wall.</p></li><li><p>The new electrical supply to be run in the plastic mini trunking &amp; re surface mounted.</p></li><li><p>It is deemed for the purpose at this quotation that the existing electrical supply complies with the current reputations no allowance is made should it prove to the contory</p></li><li><p>To make good to distributed surfaces</p></li><li>Site to be left clean and tidy</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p><ul><li>Breakdown:</li><li>Labour: &pound;760</li><li><p>Materials &pound;218</p></li><li><p>Waste: &pound;36.00</p></li></ul>', NULL, 1014.00, 1014.00, NULL, NULL, NULL, 1453680000, NULL, 2430, NULL, NULL, '<p>Easy fill</p><p>5 litres RAL 9010</p><p>Protection</p>', 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'To relocate TV ', 'Sam Champ', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2487, '2016-01-25 09:22:06', '2016-08-05 12:58:46', NULL, 29, NULL, 11, 'Paid', 1, 'Direct Line, Giles Place, 31 Princes Street, Ipswich, IP1 1PU', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To&nbsp;isolate the water supply to the hot &amp; cold&nbsp;supplies&nbsp;&amp; waste pipes&nbsp;</li><li>To carefully remove the existing sink &amp; set aside for future re-use</li><li>To remove the existing defective work top &amp; cart away from site&nbsp;</li><li>To supply &amp; install 2no 30m/m work&nbsp;top 1no to replace the existing&nbsp;other fan to run at 90 degree from the existing unit&nbsp;</li><li>To&nbsp;form&nbsp;new opening in the work top &amp; re fit the previously set aside sink</li><li>To re connect the water &amp; waste supply&#39;s&nbsp;</li><li>To apply silicone sealant to all adjustments</li><li>To clear site upon completion&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in&nbsp;of normal working hours shall be &pound;845.00</p><p>Breakdown:</p><p>Labour: &pound;600.00</p><p>Materials: &pound;225.00</p><p>Waste: 20.00</p><p>&nbsp;</p><p>&nbsp;</p>', NULL, 845.00, 845.00, NULL, NULL, NULL, 1453680000, NULL, 2431, NULL, NULL, '<p>2 Lengths of worktop&nbsp;2mt in length</p><p>1 joining strip</p><p>1 work top support leg</p><p>2 2.8mt of 50x25 par</p><p>10 70mm&nbsp;screws &amp; plugs</p><p>2 silicone to match worktop&nbsp;</p>', 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'New Work Tops, First Floor Staff Kitchen. ', 'Sam Champ', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2488, '2016-01-25 09:29:49', '2016-05-05 11:39:27', NULL, 12, NULL, 31, 'Quote Sent', 1, 'DIrect Line, Giles Place, 31 Princes Street, Ipswich lP1 1PU ', NULL, '<ul><li>To attend site &amp; place all necessary barriers, signage &amp; protection in order to form a safe compliant work place.</li><li>To disconnect the water dispenser &amp; set aside</li><li>To cap off the existing water supply within the existing base unit</li><li>To supply &amp; install new Supply pipework&nbsp;&amp; re connect the previously set aside water dispenser&nbsp;</li><li>To re connect the dispenser to the existing Electrical Double Socket outlet.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Labour: 734.00</p><p>Materials: 560.00</p><p>Waste: 46.00</p><p>total: 1340</p>', NULL, 1340.00, 1340.00, NULL, NULL, NULL, 1453680000, NULL, 2432, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Move water cooler to opposite end of kitchen.', 'Sam Champ', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2489, '2016-01-25 09:33:01', '2016-11-10 13:59:26', NULL, 29, NULL, 31, 'Paid', 1, 'Direct Line, Giles Place, 31 Princes Street, Ipswich, lP1 1PU ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove Existing door &amp; frame &amp; clear from site</li><li>To install a new external grade door &amp; frame complete with new furniture &amp; overhead closure</li><li>The door to be fitted with 2no vision panels with polished&nbsp;georgion&nbsp;wired glass into openings</li><li>To apply 3 coats of&nbsp;propietory&nbsp;paint to the ready fitted door &amp; frame</li><li>To clear site upon completion</li><li>Site to be left clean and tidy</li><li><p>It is unclear at the time of quality if this door is to be or emergency&nbsp;Fire Exit Door as it is currently fitted with a padlock.&nbsp;</p><p>It is not allowed within this quotation for this installation to be a fully compliant Fire Exit Door.</p><p>&nbsp;</p><p>Labour: 840.00</p><p>Materials 298.00</p><p>Waste Disposal 68.00</p><p>All works for the sum of &pound;1206</p><p>&nbsp;</p></li></ul>', NULL, 1206.00, 1206.00, NULL, NULL, NULL, 1453680000, NULL, 2433, NULL, NULL, '<p>Howdens DXF 1370 External door &amp; Frame</p><p>1 1/2 pair hinges from stones &amp; screws</p><p>1 pair D handles maybe in store</p><p>1 slide bolt &amp; code padlock</p><p>10 100mm fisher fixings or similar</p><p>2 tubes white frame sealant</p><p>White paint acrylic</p><p>1 overhead closure</p>', 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'New Fire Door ', 'Sam Champ', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2490, '2016-01-25 09:36:23', '2016-08-05 13:00:42', NULL, 29, NULL, 31, 'Paid', 1, 'Direct Line, Giles Place, 31 Princes Street, Ipswich, lP1 1PU ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To attend site outside of normal working hours due to the location &amp; nature of the propose works</li><li>To place all the necessary barriers, signage &amp; protection in order to form a safe, complaint work area</li><li>To thoroughly&nbsp;prepare the road surface directly outside of the fire exit door to the car parking area</li><li>To further thoroughly&nbsp;clean and prepare 4no previously painted steps</li><li>To apply masking tape or stencil to the road area&nbsp;</li><li>To apply yellow road marking paint to form a hatched area with on approx area 2.5mt X 1.100mt</li><li>To further apply point to the previously prepared steps&nbsp;</li><li>To clear site upon completion&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;1162.00</p><p>Breakdown:</p><p>Labour:&nbsp;&pound;860</p><p>Materials: &pound;282</p><p>Waste: &pound;20.00</p><p>&nbsp;&nbsp;</p><p>&nbsp;</p>', NULL, 1162.00, 1162.00, NULL, NULL, NULL, 1453680000, NULL, 2434, NULL, NULL, '<p>Masking tape&nbsp;</p><p>2 tins 5ltrs&nbsp;yellow line marking paint check stock if not order from watco</p><p>brushes</p><p>white spirit</p>', 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'To Paint Box with Hatching Tape Lines - Paint Floor - Allow Drying Time ', 'Sam Champ', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2491, '2016-01-25 09:38:24', '2016-08-05 12:58:08', NULL, 29, NULL, 31, 'Paid', 1, 'Direct Line, Giles Place, 31 Princes Street, Ipswich, lP1 1PU ', NULL, '<ul><li>To attend site &amp; place all necessary barrier, Signage &amp; protection in order to form a safe working environment</li><li>To install Supplied Signage&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Labour&nbsp;180.00</p><p>Materials 24.00</p><p>Total:&nbsp;204.00</p><p>&nbsp;</p>', NULL, 204.00, 204.00, NULL, NULL, NULL, 1453680000, NULL, 2435, NULL, NULL, '<p>32 stand off fixings</p><p>plugs</p><p>Protection</p>', 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'To Install Perspex Notice Board Reception Area - Client Supplied', 'Sam Champ', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2492, '2016-01-25 09:43:44', '2016-06-02 12:46:26', NULL, 29, NULL, 13, 'Paid', 1, 'St Luke\'s Chruch, Norwood High Street, London, SE27 0HS.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove the misplaced stone work to the steps and set aside.</li><li>To thoroughly&nbsp;clean and prepare the below surfaces.</li><li>o re-bed the previously set aside stone using epoxy resin mortar.</li><li>To further remove the existing handrail and set aside.</li><li>To clear the surfaces and anchor beds below.</li><li>To re-fix the previously set aside hand rail using expoxy resin anchors.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;628.00</p><p>Breakdown:</p><p>Labour: &pound;520.00</p><p>Materials: &pound;108.00</p>', NULL, 628.00, 628.00, NULL, NULL, NULL, 1453680000, NULL, 2436, NULL, NULL, '<p>Concrete repair kit.&nbsp;</p><p>Apoxy resin</p><p>(Tony)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Handrail and step repair', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2493, '2016-01-25 12:32:16', '2018-04-27 10:53:01', NULL, 35, NULL, 13, 'Quote Sent', 1, 'Nuffield - Nuff Stoke Poges Wellbeing, Wexham Street, Stoke Poges, Buckinghamshire, SL3 6NB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives&nbsp;to remove the existing&nbsp;ceiling and dispose of.</li><li>Through that corridor isolation and temporary&nbsp;removal of 4 lights one of which has blown.</li><li>To check all pipe work properly and remove lagging on leaking pipe to asses damage.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>A further quote will need to be sent for the repair of the pipe&nbsp;work and the repairs to the ceiling.</p><p>Our total cost to carry out the above works out of&nbsp;normal working hours shall be &pound;1,094.50</p><p>Breakdown:</p><p>Labour: &pound;990.00</p><p>Materials: &pound;104.50</p>', NULL, 1094.50, 1094.50, NULL, NULL, NULL, 1453680000, NULL, 2437, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Leak Repairs', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2494, '2016-01-25 13:50:07', '2016-02-01 14:47:59', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Nuff Battersea Wellbeing, Sheepcote Lane, (odd Latchmere Road), Battersea, London, SW11 5BT', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove broken plasterboard section and dispose of.&nbsp;</li><li>To install nw section of plasterboard.</li><li>To fill the affected section using easifill adhesive.</li><li>To thoroughly rub down and prepare the area.</li><li>To apply 2 coats of emulsion paint a define section of the wall.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;823.00</p><p>Breakdown:</p><p>Labour: &pound;660.00</p><p>Materials: &pound;163.00</p>', NULL, 823.00, 823.00, NULL, NULL, NULL, 1453680000, NULL, 2438, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Hole in the wall on stairwell between 1st floor ', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2495, '2016-01-25 13:52:31', '2016-06-16 11:39:32', NULL, 29, NULL, 13, 'Paid', 1, 'North Woolwich, Pier Rd, London E16 2JJ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 700.91, 700.91, NULL, NULL, NULL, 1453680000, NULL, 2439, NULL, NULL, NULL, '', '', '', '', 'Secure sign post ', 'Amy Beckwith', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2496, '2016-01-25 14:06:40', '2016-03-03 11:58:30', NULL, 29, NULL, 19, 'Paid', 1, '8/9 Harbour Exchange south Quay', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Carpenter to attend site to re- hang existing doors to plant room.</li><li>Supply and install 1no overhead door closer.</li><li>On completion leave work are in clean tidy condition.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 355.00, 355.00, NULL, NULL, NULL, 1453680000, NULL, 2440, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Carpentry works', 'Byron Trew', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2497, '2016-01-25 16:53:40', '2016-04-21 12:09:43', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff St Albans, Highfield Park Dr, St Albans, Hertfordshire AL4 0AH', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 189.00, 189.00, NULL, NULL, NULL, 1453680000, NULL, 2441, NULL, NULL, NULL, '', '', '', '', 'Water leak under cold water tank in plant room', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2498, '2016-01-25 16:58:07', '2016-08-25 10:22:08', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Chelmsford Wellbeing, Riverside Retail Park, 38 Victoria Road, Chemlsford CM1 1AN', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carefully remove the broken mirror and dispose of.</li><li>To clear surfaces.</li><li>To re-fix a new mirror of the same dimensions using proprietary adhesive.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;568.00</p><p>Breakdown:</p><p>Labour: &pound;330.00</p><p>Materials: &pound;238.00</p>', NULL, 568.00, 568.00, NULL, NULL, NULL, 1453680000, NULL, 2442, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Mirror broken on gym floor ', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2499, '2016-01-25 17:06:54', '2018-04-24 16:20:21', NULL, 35, NULL, 13, 'Quote Sent', 1, 'Nuffield - Nuffield Wellbeing, 121 London Road, Norbury, London, SW16 4DN.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To supply &amp; install 6no laminated glass louvres.</li><li>To clear all unwanted and redundant material from site.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;397.00</p><p>Breakdown:</p><p>Labour: &pound;280.00</p><p>Materials: &pound;117.00</p>', NULL, 397.00, 397.00, NULL, NULL, NULL, 1453680000, NULL, 2443, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Windows missing in the gym and conference room - 5 in total', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2500, '2016-01-26 10:27:41', '2016-05-05 12:53:23', NULL, 29, NULL, 13, 'Paid', 1, '91 Kennington Lane, SE11 4HQ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 325.00, 325.00, NULL, NULL, NULL, 1453766400, NULL, 2444, NULL, NULL, NULL, '', '', '', '', 'Remove doors and door frame', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2501, '2016-01-26 11:53:43', '2016-01-29 09:59:24', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Shoreditch Fitness ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carefully remove the broken glass panel and dispose of from site.</li><li>To supply &amp; install new laminated glass panel and replace the beading.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;548.00</p><p>Breakdown:</p><p>Labour: &pound;280.00</p><p>Materials: &pound;235.00</p><p>Waste: &pound;33.00</p>', NULL, 548.00, 548.00, NULL, NULL, NULL, 1453766400, NULL, 2445, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Cracked glass', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2502, '2016-01-26 17:29:32', '2016-01-26 17:29:32', NULL, 13, NULL, 13, 'Survey', 1, 'Shoreditch Fitness & Wellbeing Gym, 1-6 Bateman\'s Row, London, EC2A 3HH', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1453766400, NULL, 2446, NULL, NULL, NULL, '', '', '', '', 'Crack window in studio', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2503, '2016-01-27 14:39:56', '2016-01-27 14:44:58', NULL, 20, NULL, 20, 'Survey', 1, '1-14 Liverpool Street Reception area', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>install barriers and signage as required to allow safe access / egress for security staff</li><li>operatives to erect access equipment</li><li>Operatives to prepare all walls and ceilings for redecoration</li><li>operations to paint with 2 coats to all walls and ceilings to match existing&nbsp;</li><li>operatives to remove all protection</li><li>undertake housekeeping</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p><p>&nbsp;</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1453852800, NULL, 2447, NULL, NULL, NULL, 'John Feagan', 'JohnFeagan@gdcmech.com', '07794 216161', 'Health and Safety Advisor', 'Redecoration of Reception area', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2504, '2016-01-27 16:31:52', '2016-05-12 10:26:49', NULL, 29, NULL, 9, 'Paid', 1, '10 bishops square 4th floor Male/female ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Remove 10 no. existing soap dispensers and install circular brushed stainless steel blanking plates to redundant soap dispenser holes.</li><li>Supply and install 8no 500&nbsp;ml polished stainless steel soap dispensers.( to match toilets on other side of building)</li><li>On completion remove all debris and leave work area in clean &amp;&nbsp;tidy condition.</li></ul><p>Price breakdown</p><p>Labour&nbsp;&pound;260.00</p><p>Materials &pound;618.75</p><p>Protection &pound;25.00</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 903.75, 903.75, NULL, NULL, NULL, 1427328000, NULL, 898, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Installation of stainless steel blanking plates ', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2505, '2016-01-28 11:10:55', '2016-07-07 10:52:05', NULL, 29, NULL, 9, 'Paid', 1, '72 London wall 1st floor', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>isolations to be in place by others</li><li>lift lobby area to be prepared for painting.</li><li>cracked walls to have making good works carried out ( 2 part wood filler)</li><li>all walls within lift lobby to have 2 no. coats of ral 9016 vinyl matt emulsion applied.</li><li>protection to be uplifted.</li><li>Site to be left clean and tidy.</li></ul><p>we envisage the above works to take 2 no. shifts.</p><p>Our total cost to carry out the above works in / out of normal working hours shall be &pound;971.00+VAT</p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;768.00+vat</strong></p><p><strong>Materials - &pound;168.00+VAT</strong></p><p><strong>Protection - &pound;35.00+VAT</strong></p><p>&nbsp;</p><p>&nbsp;</p>', NULL, 971.00, 971.00, NULL, NULL, NULL, 1453939200, NULL, 2448, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'wall repairs and lift lobby decoration works', 'Dave Sabini', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL);
INSERT INTO `quotes` (`id`, `created_at`, `updated_at`, `deleted_at`, `updated_by`, `deleted_by`, `creator`, `status`, `active`, `title`, `friendlyURL`, `description`, `totalCost`, `totalSell`, `totalProfit`, `deliveryCost`, `deliverySell`, `eCopyURL`, `date`, `address_id`, `job_id`, `custom1`, `custom2`, `custom3`, `signatory`, `signatoryEmail`, `signatoryPhone`, `signatoryJobTitle`, `project`, `contact`, `archived`, `materials_expected`, `materials_priced`, `materials_price_set`, `materials_price_set_by`, `head_office`, `quote_type`, `general_allowances`) VALUES
(2506, '2016-01-28 11:53:29', '2016-07-01 10:05:14', NULL, 29, NULL, 13, 'Paid', 1, 'West Byfleet Fitness ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to fabricate metal casing to dimensions given to us.&nbsp;</li><li>To install on site.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;315.50</p>', NULL, 315.50, 315.50, NULL, NULL, NULL, 1453939200, NULL, 2449, NULL, NULL, '<p>Fabricate metal casing to dimensions given to us.&nbsp;</p><p>(look on sheets there is a diagram)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Supply ', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2507, '2016-01-28 13:43:59', '2016-02-05 15:08:29', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Nuff Hospital, Shores Rd, Woking, Surrey GU21 4BY', NULL, '<p>Having carried out an inspection of the doors and discussion with maintenance. Allowance has been made to replace all four door operators as we cannot gaurentuee&nbsp;the reliability of the existing equipment.&nbsp;&nbsp;</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove existing defective equipment and dispose of.&nbsp;</li><li>To supply &amp; install 4no DFA127 low&nbsp;energy swing door operators (1 per door leaf)</li><li>Supply &amp; install 4no DDA push pads.</li><li>Supply &amp; install 1 x pair electro magnetic locks (outer doors only)</li><li>To supply &amp; install 1 x new intercom panel (voice only)</li><li>To supply &amp; install 2 x new BDED&nbsp;control pads.</li><li>To supply &amp; install 8x presence sensors (fitted to existing door leaves).</li><li>To supply &amp; install&nbsp;1 x&nbsp;push button fitted to reception desk.</li><li>To service existing door leaves.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;15,964.00</p>', NULL, 15964.00, 15964.00, NULL, NULL, NULL, 1453939200, NULL, 2450, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Two sets of new automatic doors', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2508, '2016-01-28 14:10:10', '2016-09-29 11:10:11', NULL, 29, NULL, 12, 'Paid', 1, 'Canary Wharf Station', NULL, '<ul><li>Operatives to attend site and&nbsp;sign in.</li><li>Scaffolders to commence with the dismantle and striking&nbsp;of scaffold handrail.</li><li>Scaffold to be taken down and set&nbsp;aside for removal.</li><li>Scaffold feet to remain in place connected to existing fire barrier base this will be removed on completion of installation of new fire blanket. &nbsp;</li></ul><p><strong>Breakdown</strong></p><p>Labour&nbsp;2&nbsp;x Scaffolders @ 5&nbsp;no. days at &pound;285 = &pound;2,850.00</p><p>We envisage these works to be carried out on the north and south side platforms to be undertaken over a period of one week. &nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 2850.00, 2850.00, NULL, NULL, NULL, 1453939200, NULL, 2451, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', 'Managing Director', 'Level -5 - To remove Existing Scaffold Handrail', 'Simon Joice', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2509, '2016-01-28 14:20:18', '2017-02-09 10:08:55', NULL, 29, NULL, 12, 'Paid', 1, 'Canary Wharf Station', NULL, '<ul><li>Carpenter to attend site and sign in.</li><li>Carpenters to transport timber equipment to construct 2 no. timber ramps. &nbsp;</li><li>Carpenters to undertake construction and installation of&nbsp;2 no. ramps on the north and south side platforms for the removal of existing palletted&nbsp;granite flooring.</li><li>On completion of construction of ramps operatives to use pallet trucks to remove existing granite from platform edge and relocate to center&nbsp;of Level -5.&nbsp;</li><li>Works to be repeated on both platforms.&nbsp;</li><li>On completion dismantle and remove ramps and remove from site. &nbsp;</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;2,850.00</p><p>Materials: &pound;1,270.00&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 4120.00, 4120.00, NULL, NULL, NULL, 1453939200, NULL, 2452, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', 'Managing Director', 'Level -5 - To remove Granite Pallets from Platform Edge', 'Simon Joice', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2510, '2016-01-28 16:29:00', '2016-11-03 13:08:19', NULL, 29, NULL, 13, 'Paid', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Removed the 2 existing defective wall mounted heaters and dispose of.</li><li>Supply &amp; install 2no new wall mounted heaters.&nbsp;</li><li>Test and inspect for correct working order.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;310.00</p>', NULL, 310.00, 310.00, NULL, NULL, NULL, 1453939200, NULL, 2453, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Various works', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2511, '2016-01-28 17:16:53', '2016-02-26 12:41:28', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Brockwell Park, stable block ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To erect safe working access scaffolding.</li><li>To thoroughly&nbsp;prepare the damaged and surrounding area of ceiling.</li><li>To execute repairs.</li><li>To re-paint an area of approx&nbsp;1 sq metre&nbsp;to the lower side of the roof light.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;752.00</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;62.00</p><p>Access Equipment: &pound;130.00</p>', NULL, 752.00, 752.00, NULL, NULL, NULL, 1453939200, NULL, 2454, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Repair hole in the ceiling', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2512, '2016-01-29 11:00:52', '2016-03-03 11:59:10', NULL, 29, NULL, 19, 'Paid', 1, '8-9 Harbour exchange', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to supply and install 80&nbsp;no&nbsp;Dune Armstrong ceiling tiles and alter/trim as instructed.</li><li>On completion leave work area in clean &amp; tidy condition.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 1334.75, 1334.75, NULL, NULL, NULL, 1454025600, NULL, 2455, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Attendance for ceiling repairs and alterations', 'Byron Trew', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2513, '2016-01-29 11:17:49', '2016-04-08 10:03:56', NULL, 29, NULL, 13, 'Paid', 1, 'Wrexham road, London e3 bow', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Install signage and padlock.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;415.58</p>', NULL, 415.58, 415.58, NULL, NULL, NULL, 1454025600, NULL, 2456, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Install heavy duty padlock to gate', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2514, '2016-01-29 12:31:01', '2016-02-03 11:21:47', NULL, 13, NULL, 13, 'Quote Sent', 1, 'King\'s Yard 1 Waterden Road Queen Elizabeth Olympic Park London E15 2GP', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to isolate the water supply.&nbsp;</li><li>Operatives to remove the existing boilers and dispose of safely.&nbsp;</li><li>To supply &amp; install 2 new water boilers.&nbsp;</li><li>Re-instate the water supply.</li><li>Test and inspect for correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;2,015.00</p><p>Breakdown:</p><p>Labour: &pound;520.00</p><p>Materials: &pound;1,375.00</p><p>Waste: &pound;120.00</p>', NULL, 2015.00, 2015.00, NULL, NULL, NULL, 1454025600, NULL, 2457, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace  2 water boilers', 'Daniel Gilroy', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2515, '2016-01-29 13:51:10', '2016-06-02 12:38:38', NULL, 29, NULL, 13, 'Paid', 1, 'Clapham Common, SW9 9DE.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 187.00, 187.00, NULL, NULL, NULL, 1454025600, NULL, 2458, NULL, NULL, NULL, '', '', '', '', 'Window smashed at the boys toilets, play area', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2516, '2016-02-01 10:01:24', '2018-04-24 16:20:44', NULL, 35, NULL, 13, 'Quote Sent', 1, 'Nuffield - Nuffield Wellbeing, 121 London Road, Norbury, London, SW16 4DN.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To take down and dispose of all damaged brickwork, clean a tooth remaining brickworks&nbsp;ready to receive new works.&nbsp;</li><li>To supply &amp; install new brickwork to match existing as near as possible as the existing brick is no longer available.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;916.00</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;176.00</p><p>Waste: &pound;180.00</p>', NULL, 916.00, 916.00, NULL, NULL, NULL, 1454284800, NULL, 2459, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Brick Work Repairs', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2517, '2016-02-01 10:58:32', '2016-02-01 10:58:32', NULL, 31, NULL, 31, 'Survey', 1, 'Remove Coping & Bricks - Remove Vegitation. Clean Brick & Reuse, Rebuild Wall, Replace Coping Stones, Wall Listed, Needs to be like for like', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1454284800, NULL, 2460, NULL, NULL, NULL, '', '', '', '', 'Survey to bring down wall & rebuild ', '', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2518, '2016-02-02 09:40:57', '2016-07-07 10:52:36', NULL, 29, NULL, 27, 'Paid', 1, '1 Appold Street', NULL, '<p>To undertake additional Passive Fire Protection Works at 1 Appold Street as follows:</p><p><strong>Level 7&nbsp;</strong></p><p>13no&nbsp;Items</p><p>Total Cost (including Labour and Materials): &nbsp;&pound;683.00 + VAT</p><p><strong>Level 5</strong></p><p>2no Items</p><p>Total Cost (including Labour and Materials): &nbsp;&pound;127.00 + VAT</p><p><strong>Level 4</strong></p><p>16no&nbsp;Items&nbsp;</p><p>Total Cost (including Labour and Materials): &nbsp;&pound;1190.00 + VAT</p><p><strong>Level 2</strong></p><p>8no items</p><p>Total Cost (including Labour and Materials): &nbsp;&pound;650.00 + VAT</p><p><strong>Ground Floor</strong></p><p>9no Items</p><p>Total Cost (including Labour and Materials): &nbsp;&pound;486.00 + VAT</p><p><strong>Lower Basement&nbsp;</strong></p><p>28no Items</p><p>Total Cost (including Labour and Materials): &nbsp;&pound;1816.00 + VAT</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 4952.00, 4952.00, NULL, NULL, NULL, 1454371200, NULL, 2461, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', 'Managing Director', 'Additional Passive Fire Protection Works', 'Rob Hinwood', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2519, '2016-02-02 10:50:53', '2017-03-27 14:39:53', NULL, 21, NULL, 13, 'Cancelled', 1, '8-10 Southampton Row, London, WC1', NULL, '<ul><li>Plumber attended site on 2nd February and&nbsp;pumped out basement which was about 4 feet in places. &nbsp;Main drain could have been blocked to cause both pumps to fail. &nbsp;One of the pumps was showing signs of a faulty float switch. &nbsp;</li><li>Recommend an electrician surveys the alarm as it doesn&#39;t seem to work.</li></ul>', NULL, 262.31, 262.31, NULL, NULL, NULL, 1454371200, NULL, 2463, NULL, NULL, NULL, 'Louise Adamson', 'LouiseAdamson@gdcmech.com', '', 'Office Administrator', 'Flooded Basement', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2520, '2016-02-02 11:25:29', '2016-04-08 09:49:04', NULL, 29, NULL, 9, 'Paid', 1, 'Westferry 8th floor ', NULL, '<p>it is assumed that all furniture will be removed from working areas</p><p>it is assumed that all isolations will be in place prior to GDC attending site</p><p>it is assumed that we will have free issued drawings from client identifying new floor box locations.</p><p>we are aware that there is now no carpet available for this floor as it was used on other projects ( i have allowed for new carpet for the directors office which will match the new carpet which was installed to meeting rooms as part of the original project)</p><p><strong>glass partition works:</strong></p><ul><li>to remove existing glass panels and set to one side</li><li>existing dry joints to be discarded</li><li>existing ali frames to be be removed and set in new locations</li><li>glass to be reinstated using new dry joints</li><li>existing manifestation to be cut level ( will be at a slightly different level to existing)</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;2,300.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour&nbsp;- &pound; 1,790.00+VAT ( 2 no. glazers, 1 no. fitter for frame work, 1 no. Labourer and 1 no manifestation installer)</strong></p><p><strong>Materials - &pound;475.00+VAT</strong></p><p><strong>Waste - &pound;35.00+VAT</strong></p><p>&nbsp;</p><p><strong>Electrical works</strong></p><ul><li>3 no. floor boxes within newly formed directors office to be relocated</li><li>1 no. floor box to be installed on the 8th floor near new printer.</li><li>lighting in directors office to be reprogrammed by philips&nbsp;lighting ( will issue a date once we receive approval of costs)</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;1,585.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour&nbsp;- &pound;350.00+VAT</strong></p><p><strong>Materials - &pound;285.00+VAT</strong></p><p><strong>Phillips site attendance &nbsp;- &pound;950.00+VAT</strong></p><p>&nbsp;</p><p><strong>Decoration works</strong></p><ul><li>operatives to prepare room for painting.</li><li>operatives too make good all existing fixing holes.</li><li>operatives to rub down walls where needed.</li><li>operative to apply 2 no. coats of dulux white matt emulsion to all walls within directors office.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;825.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - 600.00+VAT</strong></p><p><strong>Materials - &pound;225.00+VAT</strong></p><p>&nbsp;</p><p><strong>Carpeting works</strong></p><ul><li><strong>carpet fitters to uplift existing flooring</strong></li><li><strong>carpet to be kept for spare ( left in riser cupboad)</strong></li><li><strong>tacifier to be applied to floor</strong></li><li><strong>new milliken&nbsp;carpet installed suiting new floor layout after floor box relocations</strong></li><li><strong>all waste to be removed from site and disposed of.</strong></li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;1,900.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;700.00+VAT</strong></p><p><strong>Materials &pound;1,150.00+VAT</strong></p><p><strong>Waste - &pound;50.00+VAT</strong></p>', NULL, 6610.00, 6610.00, NULL, NULL, NULL, 1454371200, NULL, 2462, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'expand directors office, electrical and decoration works', 'Patricia Mayor', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2521, '2016-02-02 11:56:10', '2016-07-14 14:39:04', NULL, 29, NULL, 13, 'Paid', 1, 'New Cross Gate', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to tighten frame to free door.&nbsp;</li><li>Tested and inspected for correct working order.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;113.00</p>', NULL, 113.00, 113.00, NULL, NULL, NULL, 1454371200, NULL, 2465, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Ladies toilet door sticking', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2522, '2016-02-02 12:18:56', '2016-02-02 12:19:49', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold Street ground - 7th floor', NULL, '<p>i would suggest that we install 1 no. lock as a sample prior to works happening.</p><p>a program of works&nbsp;will be agreed prior to works starting.</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>operatives to remove existing discontinued locks from doors and keeps from frame work</li><li>doors and frames to be adapted to suit new locks</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;9,048.00+VAT</strong></p><p><strong>We envisage the above works to take 9 out of hours shifts to complete.</strong></p><p><strong>BREAKDOWN</strong></p><p><strong>Labour&nbsp;- &pound;6,948.00+VAT</strong></p><p><strong>Materials - &pound;1,875.00+VAT</strong></p><p><strong>protection - &pound;225.00+VAT</strong></p><p>&nbsp;</p>', NULL, 9048.00, 9048.00, NULL, NULL, NULL, 1454371200, NULL, 2464, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'front of house replace cubicle locks', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2523, '2016-02-02 14:34:30', '2016-05-05 10:59:26', NULL, 29, NULL, 13, 'Paid', 1, 'NUFF Hertford Wellbeing Madford Retail Park, Ware Road, Hertford, Hertfordshire SG13 7RQ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carefully remove the broken mirror and clear from site.</li><li>To thoroughly&nbsp;prepare the wall surface ready to receive&nbsp;a replacement.</li><li>To supply &amp; install a new mirror at the same dimensions as the previously removed one.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;513.00</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;253.00</p>', NULL, 513.00, 513.00, NULL, NULL, NULL, 1454371200, NULL, 2466, NULL, NULL, '<p>New mirror see worksheet&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Mirrors in gym weight area in corner on the right has been smashed', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2524, '2016-02-02 14:52:55', '2016-05-12 11:05:10', NULL, 29, NULL, 13, 'Paid', 1, '37 Broadway, Wimbledon, London, SW19 1QB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carefully remove the broken mirror and clear from site.</li><li>To thoroughly&nbsp;prepare the wall surface ready to receive&nbsp;a replacement.</li><li>To supply &amp; install a new mirror at the same dimensions as the previously removed one.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;513.00</p><p>Breakdown</p><p>Labour: &pound;260.00</p><p>Materials: &pound;253.00</p>', NULL, 513.00, 513.00, NULL, NULL, NULL, 1454371200, NULL, 2467, NULL, NULL, '<p>Mirror and fixings</p><p>(Tony)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Main gym floor by bench press - mirror broken', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2525, '2016-02-02 15:10:50', '2016-05-09 17:20:36', NULL, 13, NULL, 13, 'Survey', 1, 'London Bridge, Unit 4b Holyrood Street, London, SE1 2EL', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1454371200, NULL, 2468, NULL, NULL, NULL, '', '', '', '', 'Check heaters ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2526, '2016-02-02 15:25:56', '2016-07-29 10:47:32', NULL, 12, NULL, 13, 'Quote Sent', 1, 'Nuffield Hospital, Burrell Road, Haywards Heath, RH16 1UD', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To isolate the water supply &amp; waste connectors to 2no theatre&nbsp;sinks.&nbsp;</li><li>To carefully remove the stainless steel sinks and set aside.</li><li>To remove 6no set of monolock&nbsp;mixer taps.</li><li>To supply &amp; install 6no sets of taps o match those previously removed.</li><li>To re-install the sinks and test &nbsp;all connections.</li><li>To prepare and clean the abutment.&nbsp;</li><li>To apply sanitary silicone to all all/sink abutments.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,838.00</p><p>Breakdown:</p><p>Labour: &pound;780.00</p><p>Materials: &pound;1,018.00</p><p>Waste: &pound;40.00</p>', NULL, 1838.00, 1838.00, NULL, NULL, NULL, 1454371200, NULL, 2469, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replacement taps to theatre', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2527, '2016-02-02 16:28:09', '2016-09-06 11:43:10', NULL, 12, NULL, 13, 'Quote Sent', 1, 'Agnes Riley Gardens, Atkins Road, London, SW12 0AH', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to carefully remove both the existing gulley grid and inspection chamber cover and dispose of.&nbsp;</li><li>To supply &amp; install new covers to match the existing.</li><li>To secure in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,038.00</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;478.00</p>', NULL, 1038.00, 1038.00, NULL, NULL, NULL, 1454371200, NULL, 2470, NULL, NULL, '<p>1 small grill cover</p><p>1 large inspection cover see photos</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Childrens playground, replace cracked manhole cover', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2528, '2016-02-02 16:29:26', '2016-06-02 12:38:09', NULL, 29, NULL, 13, 'Paid', 1, 'Wanless Road, Brixton, London SE24 0HW', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 490.00, 490.00, NULL, NULL, NULL, 1454371200, NULL, 2471, NULL, NULL, NULL, '', '', '', '', 'External doors need adjusting', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2529, '2016-02-03 10:57:22', '2016-02-03 10:57:22', NULL, 19, NULL, 19, 'Survey', 1, 'DFID 22 whitehall London SW1A 2EG', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Erect access tower.</li><li>Make good wall areas and lightly sand down in preparation of painting.</li><li>Apply 2no coats of Dulux&nbsp;Trade heritage range to wall areas only in 6no office areas as per survey.</li><li>Install metal stud soundchec&nbsp;plasterboard&nbsp;partition with acoustic quilt infill between arch way to divide office areas ( no fixing into wall areas&nbsp;drawing to be provided.</li><li>Install new skirting to new partition to match existing.</li><li>On completion leave work area in clean &amp; tidy condition.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 6642.00, 6642.00, NULL, NULL, NULL, 1454457600, NULL, 2472, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Decoration & partition works to office areas', 'Claudine James', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2530, '2016-02-03 12:48:58', '2016-05-05 12:52:23', NULL, 29, NULL, 13, 'Paid', 1, 'Newington Butts, SE11 4RG', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 410.00, 410.00, NULL, NULL, NULL, 1454457600, NULL, 2473, NULL, NULL, NULL, '', '', '', '', 'Rubbish Clearance', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2531, '2016-02-03 12:55:38', '2016-02-05 17:02:20', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Haven House, Lowerbrookstreet, Ipsich, Suffolk, 1P4 1DN', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To erect a safe working access scaffolding.&nbsp;</li><li>To carefully remove the existing glazing and clear from site.&nbsp;</li><li>To supply &amp; install new glass to match that of the existing.</li><li>To apply mirror fil, to the inside as previous.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;780.00</p><p>Breakdown:</p><p>Labour: &pound;560.00</p><p>Materials: &pound;122.00</p><p>Access Equipment: &pound;98.00</p>', NULL, 780.00, 780.00, NULL, NULL, NULL, 1454457600, NULL, 2474, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Make safe to cracked window', 'Shani Joubert', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2532, '2016-02-03 14:09:34', '2016-09-06 12:17:13', NULL, 12, NULL, 13, 'Quote Sent', 1, 'Larkhall Park, Courland Grove, London, SW8 2PX', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To check the whole Kompus Canopus&nbsp;multi play for any loose parts and tighten if loose.</li><li>To supply &amp; install 2 new vertical hand ropes.&nbsp;</li><li>To secure in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,071.20&nbsp;</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;811.20</p>', NULL, 1071.20, 1071.20, NULL, NULL, NULL, 1454457600, NULL, 2475, NULL, NULL, '<p>Ropes x 2 - From bottom of chain link to bottom of bracket - 1510mm</p><p>T50 Star bolt driver?</p><p>(Tony)&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Rope needs replacing ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2533, '2016-02-03 14:15:57', '2016-02-03 14:15:57', NULL, 13, NULL, 13, 'Survey', 1, 'Vauhall Park, SW8 1LA', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1454457600, NULL, 2476, NULL, NULL, NULL, '', '', '', '', 'A memorial stone which is currently ground level needs raising slightly', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2534, '2016-02-03 14:20:00', '2016-06-02 12:31:00', NULL, 29, NULL, 13, 'Paid', 1, 'Old Paradise Park, Lambeth High Street, SE1 7JR.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To erect safe working platform.&nbsp;</li><li>To remove 5no natural stone coppings&nbsp;and set aside.&nbsp;</li><li>To take down the damaged brickwork below salvaging any re-useable bricks.&nbsp;</li><li>To re-build the brickworks with the previously set aside brick in conjunction with newly supplied bricks to match.&nbsp;</li><li>To re-bed the previously set aside coppings.</li><li>To clear away all redundant material.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Please note that in our opinion it would be financially&nbsp;far more beneficial to carry out a greater amount of the necessary works at one time rather than many small repairs.&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be &pound;2,215.00</p><p>Breakdown:</p><p>Labour: &pound;1,680.00</p><p>Materials: &pound;260.00</p><p>Waste: &pound;185.00</p>', NULL, 2215.00, 2215.00, NULL, NULL, NULL, 1454457600, NULL, 2477, NULL, NULL, '<p>Please speak to Steve for material lists</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Section of brick wall in need of repair', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2535, '2016-02-03 14:45:00', '2016-10-05 13:55:54', NULL, 12, NULL, 13, 'Paid', 1, 'Clapham Library, 91 Clapham High Street, London, SW4 7DB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 240.00, 240.00, NULL, NULL, NULL, 1454457600, NULL, 2478, NULL, NULL, NULL, '', '', '', '', 'Repair broken section of handrail', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2536, '2016-02-03 14:56:58', '2016-10-24 11:16:40', NULL, 9, NULL, 9, 'Paid', 1, 'Darent Valley Hospital, Darenth Wood Road, Dartford, Kent, DA2 8DA', NULL, '<p>these works will be carried out over three consecutive days and works are weather dependent. ( cost does not allow for any down time)</p><p>GDC are not liable for slabbs cracking whilst the access equipment is in situ.</p><p>&nbsp;a hot water test will be carried out on the box section on completion of repair works.</p><ul><li>Operatives to attend site and sign in</li><li>inductions to be carried out if needed</li><li>ply sheeting to be installed on slabbs and pavement area ( before photos to be taken as there are already some cracked slabbs)</li><li>access equipment to be transported to work area by IPAF&nbsp;certified operative</li><li>access equipment to have pre use checks carried out.</li><li>barriers and signage to be installed to work area as it is a public walk way.</li></ul><p><strong>Roof repairs to gutter box</strong></p><ul><li>sweep out all existing surface water inside box gutter and allow to dry out</li><li>prepare 9 no. existing joints to box gutter and apply one coat of bitumous based primer and allow to dry.</li><li>provide and bond high performance felt straps on and over existing joints including upstands to front and rear elevations ( hot works permits required)</li><li>apply one even coat of Acrypol&nbsp;liquid coattings to the complete box gutter including upstands to both sides.</li></ul><p><strong>Repairs to slate above box gutter</strong></p><ul><li>refit existing eaves trays back into position to match existing</li><li>allow to remove up to 20 no. cracked slates, lower to ground and remove from site.</li><li>provide and install up to 20 no. eternit roof slates with cooper disc&nbsp;rivets to match existing.</li><li>site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works in normal hours shall be&nbsp;&pound;7,790.00+VAT</strong></p><p><strong>BREAKDOWN</strong></p><p>Labour for 3 no. days - &pound;2,050.00+VAT ( 2 NO.&nbsp; roofers and 1 no. spotter)</p><p>Access equipment - &pound;850.00+VAT</p><p>Materials - &pound;3,445.00+VAT</p><p>ply protection - &pound;945.00+VAT</p><p>barriers and signage - &pound;450.00+VAT</p><p>Waste &pound;50.00+VAT</p>', NULL, 7790.00, 7790.00, NULL, NULL, NULL, 1454457600, NULL, 2047, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', ' Beech Ward external box gutter repairs', 'Alan Peck', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2537, '2016-02-03 15:14:35', '2016-10-07 13:34:52', NULL, 12, NULL, 9, 'Quote Sent', 1, 'Darent Valley Hospital, Darenth Wood Road, Dartford, Kent, DA2 8DA', NULL, '<ul><li>operatives to attend site and sign in</li><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>barriers and signage to be installed to work area</li><li>leak detection to be carried out by pumping&nbsp;a detectable non harmful gas into the ceiling void of the flat roof only.</li><li>&nbsp;a detection unit outside&nbsp;will pin point where the water is penetrating into the building</li><li>a commercial roofer will survey what is needed to repair the leak and wet test the gutters to make sure the water falls away correctly.</li><li>access equipment to be removed from site</li><li>Site to be left clean and tidy.</li><li>A full report will be issued for the leak detection works.</li><li>costs to be issued at a later date for repairs.</li></ul><p><strong>Our total cost to carry out the above works&nbsp;shall be &pound;2,905.00+VAT</strong></p><p><strong>Breakdown:</strong></p><p><strong>Leak detection - &pound;1,955.00+VAT</strong></p><p><strong>Labour - &pound;800.00+VAT</strong></p><p><strong>Barriers and signage - &pound;150.00+VAT</strong></p>', NULL, 2905.00, 2905.00, NULL, NULL, NULL, 1454457600, NULL, 1927, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', '', 'guttering survey and leak detection at juniper ward', 'Alan Peck', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2538, '2016-02-03 15:25:16', '2016-02-15 15:30:45', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Nuff Wandsworth Wellbeing, King Georges Park, Burr Road, Wandsworth, London, SW18 4SQ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carefully remove the existing defective tiles from both the main entrance and the female changing area.</li><li>To remove all redundant beds and dispose of.</li><li>To re-instate the previously removed tiles.</li><li>To re-grout the joint as previous.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;623.00</p><p>&nbsp;</p>', NULL, 623.00, 623.00, NULL, NULL, NULL, 1454457600, NULL, 2479, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Ladies changing room floor ties have become loose ', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2539, '2016-02-04 11:27:52', '2016-05-06 09:47:46', NULL, 29, NULL, 31, 'Paid', 1, 'New Cross Gate ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 173.00, 173.00, NULL, NULL, NULL, 1454544000, NULL, 2480, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Light not working, Door Spring - closing too quickly ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2540, '2016-02-04 12:59:26', '2016-09-22 12:44:54', NULL, 29, NULL, 13, 'Paid', 1, '14 Headgate, Colchetser, Essex CO1 1RF', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove temporary plywood boarding.</li><li>To thoroughly&nbsp;prepare the surfaces ready to receive&nbsp;new glass.</li><li>To supply &amp; install new 6mm toughened glass.</li><li>To supply &amp; install new tinted manifestation.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;481.00</p><p>Breakdown:</p><p>Labour: &pound;280.00</p><p>Materials: &pound;201.00</p>', NULL, 481.00, 481.00, NULL, NULL, NULL, 1454544000, NULL, 2481, NULL, NULL, '<p>Window returned to office for template.</p><p>Beads left on site</p><p>(Tony)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Make safe to cracked window', 'Shani Joubert', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2541, '2016-02-04 15:52:15', '2016-10-07 13:34:29', NULL, 12, NULL, 12, 'Quote Sent', 1, 'Darent Valley Hospital, Darenth Wood Road, Dartford, Kent, DA2 8DA', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To attend site &amp; place all necessary Barriers and&nbsp;Signage to facilitate a safe, compliant working area</li><li>To provide all necessary protection to surfaces and&nbsp;install the same</li><li>To provide specialist access equipment to site&nbsp;</li><li>To remove defective Weather Seals above Mortuay Facility &amp; cart away&nbsp;</li><li>To supply &amp; install new weather seals to match the existing&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Labour&nbsp;&pound;900</p><p>Materials &pound;130</p><p>Access Equipment &pound;728</p><p>Waste Disposal &pound;40.00</p><p>Totals &pound;1798.00</p><p>&nbsp;</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 1798.00, 1798.00, NULL, NULL, NULL, 1454544000, NULL, 2482, NULL, NULL, '<p>Cherry Picker 15mtrs high ( 10mtr&nbsp;seal, if missing seal gets replaced ) 4mtrs&nbsp;to do job only</p><p>Sample left for Ian to match&nbsp;</p><p>(Vasille)</p>', 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Replacement of Defective Weather Seals ', 'Alan Peck', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2542, '2016-02-05 11:32:39', '2016-02-15 14:49:12', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Nuff Moorgate Fitness ', NULL, '<p>Option&nbsp;1</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To uplift existing vinyl sheet and remove from site.</li><li>To apply damp proof membrane with accelerator.&nbsp;</li><li>To prime floor on DPM and to latex screed.</li><li>To cap &amp; cove to form vinyl shirtings.</li><li>To supply &amp; install altro&nbsp;vinyl 3mm to weld all joints.</li><li>To remove all rubbish from site.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Please note area to be free from nuffield&nbsp;equipment at the start of the night program. This will be carried out over 5 nights.&nbsp;</p><p>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;11,087.70</p><p>Option 2</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove all existing defective floor coverings and dispose of.</li><li>To remove all loose &amp; failed mortar to create a sound and clean surface.</li><li>To apply &quot;Watco Flowtop&quot; surfacing as per the manufacturers recommendations.&nbsp;</li><li>To return to site and clear all rubbish.</li><li>Site to be left clean and tidy.</li></ul><p>The specified floor covering is a heavy duy product which can be used without painting or alternatively can be over painted to a choice of colours.&nbsp;</p><p>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;4,925.00</p><p>Breakdown:</p><p>Labour: &pound;2,510.00</p><p>Materials: &pound;2,140.00</p><p>Waste: &pound;275.00</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1454630400, NULL, 2483, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Repairs to the housekeeping flooring', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2543, '2016-02-05 11:40:49', '2016-09-08 12:09:48', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Moorgate Fitness ', NULL, '<p>Vanity Unit</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove the existing 2no defective faced chipboard panels from below the vanity tap in the male facilities area and dispose of.</li><li>To clean and prepare al abutments.&nbsp;</li><li>To supply &amp; install 2no replacement panels to match the existing as near as possible.</li><li>To apply sanitary silicone to all abutments.</li><li>Fixings to be finished with mirror screw heads.</li><li>Site to be left clean and tidy.</li></ul><p>Urinal Surround</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove the urinals and set aside. (Please note that 1no urinal is currently fractured).</li><li>To remove the existing defective chipboard faced panels from both below the urinals and those behind the urinals and clear from site.</li><li>To clear and cleanse all abutments.</li><li>To supply &amp; install new replacement panels to match the existing as near as possible.</li><li>To reinstate urinals and ensure good working order.&nbsp;</li><li>To apply sanitary silicone to all abutments.</li><li>Site to be left clean and tidy.</li></ul><p>No allowance is made within this quotation should the defective urinal fal upon removal.</p><p>Our total cost to carry out the above works out of&nbsp;normal working hours shall be &pound;1,974.00</p><p>Breakdown:</p><p>Labour: &pound;1,190.00</p><p>Materials: &pound;324.00</p><p>Waste Disposal: &pound;130.00</p>', NULL, 1974.00, 1974.00, NULL, NULL, NULL, 1454630400, NULL, 2484, NULL, NULL, '<p>See photos (See new worksheet).&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replacement of toilet and sink vanity panels', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2544, '2016-02-05 12:08:01', '2016-08-25 10:42:18', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Cottingley Wellbeing, Cottingley New Road, Bingley, West Yorkshire, BD16 1TZ', NULL, '<p><strong>Option 1</strong></p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To manufacture and fit arched shaped timber beading.&nbsp;</li><li>To secure in to place.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;549.50</p><p><strong>Option 2</strong></p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove the door and take away to carry out remedial works by removing the guts of the wood and properly repairing all the joints to make this last longer.&nbsp;</li><li>To board up temporarily.&nbsp;</li><li>To refit the newly&nbsp;refurbished timber beading.&nbsp;</li><li>To secure in to place.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,404.00</p>', NULL, 240.00, 240.00, NULL, NULL, NULL, 1454630400, NULL, 2485, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Wooden door repair', 'Natania  Atkinson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2545, '2016-02-05 12:12:04', '2016-06-24 11:38:03', NULL, 12, NULL, 6, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to run new supply for 1 extra lamp and to change 1 x 400w&nbsp;HQI and lamp, checked showers&nbsp;in Gents toilets and PIR&#39;s&nbsp;in main office.</p><p>Materials Cost :&nbsp; &nbsp;&pound;182.59</p><p>Labour&nbsp;Cost : &nbsp;&pound;560.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 742.59, 742.59, NULL, NULL, NULL, 1451952000, NULL, 2368, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Running supplies for 1 extra lamp  and additional works', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL);
INSERT INTO `quotes` (`id`, `created_at`, `updated_at`, `deleted_at`, `updated_by`, `deleted_by`, `creator`, `status`, `active`, `title`, `friendlyURL`, `description`, `totalCost`, `totalSell`, `totalProfit`, `deliveryCost`, `deliverySell`, `eCopyURL`, `date`, `address_id`, `job_id`, `custom1`, `custom2`, `custom3`, `signatory`, `signatoryEmail`, `signatoryPhone`, `signatoryJobTitle`, `project`, `contact`, `archived`, `materials_expected`, `materials_priced`, `materials_price_set`, `materials_price_set_by`, `head_office`, `quote_type`, `general_allowances`) VALUES
(2546, '2016-02-05 12:12:59', '2016-04-15 15:12:23', NULL, 12, NULL, 9, 'Cancelled', 1, '1 Westferry circus', NULL, '<p><strong>Removable walls on the 7th floor.</strong></p><p><strong>Wall panels will take up to 4 no. weeks to be manufactured once tracks have been installed and final measurements taken</strong></p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Wall 1 - Dimensions</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1 no @ 6.76 metres wide x 2.75 metres high.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Comprising</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 6 no. basic panels, 1 no. telescopic panel and 2 no. standard wall jambs, all &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;provided with SAA exposed protective edge profiles.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Wall 2 - Dimensions</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1 no @ 5.4 metres wide x 2.75 metres high.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Comprising</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 4 no. basic panels, 1 no. telescopic panel and 2 no. standard wall jambs, all &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; provided with SAA exposed protective edge profiles.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Wall 3 - Dimensions</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1 no @ 6.78 metres wide x 2.75 metres high.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Comprising</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 6 no. basic panels, 1 no. telescopic panel and 2 no. standard wall jambs, all &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; provided with SAA exposed protective edge profiles.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Sound attenuation</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Up to RW 50 dB laboratory test rating &ndash; Best on site value 45 DnTw&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;Loud &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; speech just distinguishable.&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Finish</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp; &nbsp; &nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Melamine from our standard range. (Low pressure laminate)</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Thickness</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp; &nbsp; &nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 100mm</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Weight&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; </strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 53 kgs per square metre.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Wall 1 - Panel suspension</strong>&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Two point suspension - side parking. (Single position)</p><p>&nbsp;</p><p><strong>&nbsp;</strong></p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Walls 2 &amp; 3 Panel suspension&nbsp;</strong>&nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; One point suspension - single central roller for centre parking only.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Track system</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Aluminum head track supplied with pelmets painted white.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Soffit&nbsp;&nbsp; </strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Solid concrete slab / exposed steel &lsquo;I&rsquo; beam, a maximum of&nbsp;1000mm above the &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;underside of the track system.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Wall no. 3 to have 1 no. partition panel with high level glass panel removed and replaced with a full height panel.</p><p><strong>&nbsp;</strong></p><p><strong>Our total cost to carry out the above works is as follows &pound;45,435.00+VAT</strong></p><p><strong>&nbsp;</strong></p><p>&nbsp;</p>', NULL, 45435.00, 45435.00, NULL, NULL, NULL, 1454630400, NULL, 2088, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', '', '7th floor 3 no. removable wall installations', 'Enda Nally', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2547, '2016-02-05 12:20:30', '2016-06-24 11:37:38', NULL, 12, NULL, 6, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to&nbsp;repair lights road side area and change lamps and fittings</p><p>Materials Cost :&nbsp; &nbsp;&pound;397.13</p><p>Labour&nbsp;Cost : &nbsp;&pound;560.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 957.13, 957.13, NULL, NULL, NULL, 1452038400, NULL, 2368, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'To repair lights road side area and change lamps and fittings', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2548, '2016-02-05 12:28:15', '2016-06-09 13:06:13', NULL, 29, NULL, 9, 'Paid', 1, '1 Westferry circus', NULL, '<p><strong>Removable walls on the 7th floor.</strong></p><p><strong>Wall panels will take up to 4 no. weeks to be manufactured once tracks have been installed and final measurements taken</strong></p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Wall 1 - Dimensions</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1 no @ 6.76 metres wide x 2.75 metres high.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Comprising</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 6 no. basic panels, 1 no. telescopic panel and 2 no. standard wall jambs, all &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;provided with SAA exposed protective edge profiles.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Wall 2 - Dimensions</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1 no @ 5.4 metres wide x 2.75 metres high.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Comprising</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 4 no. basic panels, 1 no. telescopic panel and 2 no. standard wall jambs, all &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; provided with SAA exposed protective edge profiles.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Wall 3 - Dimensions</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1 no @ 6.78 metres wide x 2.75 metres high.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Comprising</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 6 no. basic panels, 1 no. telescopic panel and 2 no. standard wall jambs, all &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; provided with SAA exposed protective edge profiles.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Sound attenuation</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Up to RW 50 dB laboratory test rating &ndash; Best on site value 45 DnTw&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;Loud &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; speech just distinguishable.&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Finish</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp; &nbsp; &nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Melamine from our standard range. (Low pressure laminate)</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Thickness</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp; &nbsp; &nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 100mm</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Weight&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; </strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 53 kgs per square metre.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Wall 1 - Panel suspension</strong>&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Two point suspension - side parking. (Single position)</p><p>&nbsp;</p><p><strong>&nbsp;</strong></p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Walls 2 &amp; 3 Panel suspension&nbsp;</strong>&nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; One point suspension - single central roller for centre parking only.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Track system</strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; :&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Aluminum head track supplied with pelmets painted white.</p><p>&nbsp;</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]--><strong>Soffit&nbsp;&nbsp; </strong>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp;:&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Solid concrete slab / exposed steel &lsquo;I&rsquo; beam, a maximum of&nbsp;1000mm above the &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;underside of the track system.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Wall no. 3 to have 1 no. partition panel with high level glass panel removed and replaced with a full height panel.</p><p>&nbsp;</p><p><strong>the above tracks have been installed on the following dates:</strong></p><p><strong>23rd &amp; 24th Jan 16 &ndash; 2no single point tracks and baffle.</strong></p><p><strong>6th Feb 16 - &nbsp;1no twin point track and baffle.</strong></p><p><strong>27th &amp; 28th Feb 16 &ndash; all 3 sets of panels.</strong></p><p>&nbsp;</p><p><strong>Our total cost to carry out the above works is as follows &pound;45,435.00+VAT</strong></p><p><strong>&nbsp;</strong></p><p>&nbsp;</p>', NULL, 45435.00, 45435.00, NULL, NULL, NULL, 1454630400, NULL, 2088, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', '', '7th floor 3 no. removable wall installations', 'Enda Nally', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2549, '2016-02-05 12:28:20', '2016-06-24 11:35:28', NULL, 12, NULL, 6, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to run new supply for new toilet block through ducting to toilet and consumer unit, checked site for any loose cable and re-fixed where needed.</p><p>Materials Cost :&nbsp; &nbsp;&pound;100.18</p><p>Labour&nbsp;Cost : &nbsp;&pound;560.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 660.18, 660.18, NULL, NULL, NULL, 1452124800, NULL, 2368, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Run Supply for new toilet block ', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2550, '2016-02-05 12:41:09', '2016-06-24 11:17:34', NULL, 12, NULL, 6, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to&nbsp;connect&nbsp;up supply for toilet toilet block at Blakley&nbsp;board.</p><p>Materials Cost :&nbsp; &nbsp;&pound;618.65</p><p>Labour&nbsp;Cost : &nbsp;&pound;560.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 1178.65, 1178.65, NULL, NULL, NULL, 1453248000, NULL, 2368, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Connect up Supply for toilet Bbock at Blakley Board', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2551, '2016-02-05 13:07:03', '2016-06-24 11:12:49', NULL, 12, NULL, 6, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to replace extractor in security toilet and replace light fitting in security hut, move and contain network cable and install socket on column in site office.</p><p>Materials Cost :&nbsp; &nbsp;&pound;230.92</p><p>Labour&nbsp;Cost : &nbsp;&pound;280.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 510.92, 510.92, NULL, NULL, NULL, 1453939200, NULL, 2368, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Replace Extractor in Security toilet', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2552, '2016-02-05 13:15:42', '2016-06-24 11:11:38', NULL, 12, NULL, 6, 'Paid', 1, 'OOCPA Project Offices, Canal Way, North Kensington, London, W10 5AZ', NULL, '<p>Operative to replace 5ft Twin fluorescents&nbsp;and to check all are-conditioning units. &nbsp;To install 4 x 32w 110v sockets.</p><p>Materials Cost :&nbsp; &nbsp;&pound;142.40</p><p>Labour&nbsp;Cost : &nbsp;&pound;280.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 422.40, 422.40, NULL, NULL, NULL, 1454025600, NULL, 2368, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'To replace 5ft Fluorescent Tubes', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2553, '2016-02-05 14:31:31', '2016-05-12 10:27:57', NULL, 29, NULL, 9, 'Paid', 1, '99 Bishopsgate ', NULL, '<ul><li>Operatives to attend site and sign in</li><li>floor protection to be laid to agreed areas</li><li>walls to be&nbsp;prepared&nbsp;ready for painting</li><li>furniture to be removed and reinstated</li><li>all agreed&nbsp;walls to have 2 no. coats of ral 9016 vinyl matt emulsion.</li><li>all agreed skirting boards to have 2 no. coats of gloss applied&nbsp;</li><li>18th floor lift lobby ceilings to be cleaned using sugar soap.</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;3,574.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour&nbsp;- &pound;3,174.00+VAT ( 6&nbsp;NO. painters shifts @ &pound;384.00 and 3&nbsp;no. labour&nbsp;shifts @ &pound;290.00)</strong></p><p><strong>Materials - &pound;350.00+VAT</strong></p><p><strong>Protection - &pound;50.00+VAT</strong></p>', NULL, 3574.00, 3574.00, NULL, NULL, NULL, 1454630400, NULL, 2486, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', '18th  floor decoration works to lift lobbies and office area', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2554, '2016-02-05 14:38:57', '2016-04-07 12:13:27', NULL, 29, NULL, 6, 'Paid', 1, 'OOCPA Project offices, Canal Way, North Kensington, London, w10 5az', NULL, '<p>Operative to look at the waste pipe from the on-site canteen as it is leaking outside the building.</p><p>Materials Cost :&nbsp; &nbsp;&pound;122.05</p><p>Labour&nbsp;Cost : &nbsp;&pound;280.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 402.05, 402.05, NULL, NULL, NULL, 1452124800, NULL, 2028, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Planned Works in relation to the waste pipe from the on site canteen', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2555, '2016-02-05 14:59:15', '2016-03-17 13:46:17', NULL, 29, NULL, 19, 'Paid', 1, 'Claycots school Slough', NULL, '<p>Supply portable offices at claycots&nbsp;school slough as per instruction.</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 10230.66, 10230.66, NULL, NULL, NULL, 1454630400, NULL, 2487, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Office reality supply portable offices', 'Keith Henderson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2556, '2016-02-05 16:08:52', '2016-02-05 17:14:39', NULL, 9, NULL, 9, 'Quote Sent', 1, '99 Bishopsgate ', NULL, '<p><strong>Option 1</strong></p><p>Wash down doors, repair and colour damage as best as possible and repolish.&nbsp;</p><p>Time scale: Two door sets per weekend for 2 no. operatives</p><p>The office side of the doors is badly damaged, this option will not eradicate all damage, but doors will look brighter and cleaner.</p><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;4,037.50+VAT</strong></p><p><strong>BREAKDOWN</strong></p><p><strong>Labour - &pound;3,474.00+VAT</strong></p><p><strong>Materials and protection</strong></p><p><strong>&nbsp;- &pound;563.50+VAT</strong></p><p><strong>Option 2</strong></p><p>Strip both sides with chemical stripper, repair damage as best as possible, stain, seal and repolish&nbsp;</p><p>Time scale: Two weekends per door set for one man</p><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;13,365.00+VAT</strong></p><p>&nbsp;</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1454630400, NULL, 2488, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'level 17,18 ', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2557, '2016-02-08 10:19:57', '2016-02-08 10:19:57', NULL, 13, NULL, 13, 'Survey', 1, 'Vauhall Park, SW8 1LA', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1454889600, NULL, 2489, NULL, NULL, NULL, '', '', '', '', 'Removal of redundant gas housing shed within park gates', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2558, '2016-02-08 11:24:38', '2016-02-17 14:29:37', NULL, 21, NULL, 6, 'Cancelled', 1, '1 More London Place', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove and dispose of existing zip water heaters</li><li>To supply and install 2 x Heatrae Sadia&nbsp;3kw 30 litre&nbsp;capacity</li><li>To alter pipe work to suit new water heaters</li><li>To remove and replace 6 concealed WC cisterns and fittings including the removal and re-fixing of the panels.</li><li>Check Work</li><li>Site to be left clean and tidy.</li></ul><p>Materials : &nbsp; 2625.52</p><p>Labour : &nbsp; &nbsp; 1600.00</p><p>&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 4225.52, 4225.52, NULL, NULL, NULL, 1454630400, NULL, 1088, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Replace and install 2 x Zip Water Heaters and 5 concealed WC cisterns', 'Dave  Barron', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2559, '2016-02-08 11:25:57', '2016-08-18 10:34:07', NULL, 29, NULL, 31, 'Paid', 1, 'Clapham Common ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives remove existing defective bollards and dispose of.&nbsp;</li><li>To dig hole and prepare area for installation of bollards.&nbsp;</li><li>Operatives to supply &amp; install 2no bollards.</li><li>To secure the bollards in place.</li><li>Remove all rubbish from site and dispose of.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;504.60</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;184.60</p><p>Plant &amp; Machinery: &pound;60.00</p>', NULL, 504.60, 504.60, NULL, NULL, NULL, 1454889600, NULL, 2491, NULL, NULL, '<p>Generator</p><p>breaker</p><p>Digging Tools</p><p>Water x 2 Jerry Cans</p><p>Post Crete x 4&nbsp;</p><p>Top Soil 5L x 2</p><p>Rubbles Sacks</p><p>Wooden bollards as used on previous 2 jobs. (size on sheet)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace broken bollard x 2', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2560, '2016-02-08 11:47:24', '2016-02-08 15:31:41', NULL, 13, NULL, 31, 'Survey', 1, 'New Manhole Cover Needed', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1454889600, NULL, 2492, NULL, NULL, '<p>Lid returned to office for template. Its galvanized replace with cast iron.(Tony)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace Broken Manhole Cover ', '', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2561, '2016-02-08 14:30:20', '2016-05-06 10:01:04', NULL, 29, NULL, 13, 'Paid', 1, 'Aspire Well being centre, 1 park hall road, SE21 8EH', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 429.00, 429.00, NULL, NULL, NULL, 1454889600, NULL, 2493, NULL, NULL, '<p>8 length UPC Cladding sample returned to office</p><p>50mm screws white screw caps x 100min</p>', '', '', '', '', 'Panel has fallen from outside the building', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2562, '2016-02-08 16:00:26', '2016-08-25 10:28:51', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff City Point Wllbeing, 1 ropemaker Street, Moorgate, London, EC2Y 9AW.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carefully remove existing defective wall tiles from within the shower cubicle and dispose of.</li><li>To carefully remove redundant/ failed wall tiles and dispose of.</li><li>To supply &amp; install new wall tiles to match the existing.</li><li>To grout&nbsp;previously placed tiles.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;498.00</p><p>Breakdown;</p><p>Labour: &pound;280.00</p><p>Materials: &pound;178.00</p><p>Waste: &pound;40.00</p>', NULL, 498.00, 498.00, NULL, NULL, NULL, 1454889600, NULL, 2494, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Mens changing room - wall tiles have become lifting and dangerous to use', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2563, '2016-02-08 16:03:43', '2016-04-01 15:51:41', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Nuff City Point Wllbeing, 1 ropemaker Street, Moorgate, London, EC2Y 9AW.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carefully remove the existing double doors and frame which currently&nbsp;open inwards towards the direction of evacuation.</li><li>To set aside the doors for re-use.</li><li>To re-fabricate a new door frame and install in a position avoiding the slopping floor.</li><li>To re-fit the previously set aside doors in to the new frame.</li><li>To ensure good operational function at the doors as &quot;fire exit&quot; doors.</li><li>To make good to disturbed surfaces.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;1,301.00</p><p>Breakdown:</p><p>Labour: &pound;990.00</p><p>Materials: &pound;276.00</p><p>Waste: &pound;35.00</p>', NULL, 1301.00, 1301.00, NULL, NULL, NULL, 1454889600, NULL, 2495, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Corridor - fire doors need to open opposite way', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2564, '2016-02-08 16:13:45', '2016-08-25 10:44:03', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Guildford, Stirling Road, Guildford, Surrey, GU2 7RF', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To uplift the existing 20 defective&nbsp;stair nosing and dispose of.&nbsp;</li><li>To supply &amp; install 20 double white nosing.</li><li>To secure in to place.</li><li>To remove all waste from site.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Please note the original&nbsp;size nosing&nbsp;are not manufactured anymore.&nbsp;</p><p>Our total cost to carry out the above works out of normal working hours shall be &pound;1,295.00</p><p>Breakdown:</p><p>Labour: &pound;660.00</p><p>Materials: &pound;535.00</p><p>Waste: &pound;100.00</p>', NULL, 1295.00, 1295.00, NULL, NULL, NULL, 1454889600, NULL, 2496, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Stair nosing inserts coming loose', 'Kirstie Fletcher', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2565, '2016-02-08 16:53:24', '2016-02-19 09:36:43', NULL, 9, NULL, 6, 'Quote Sent', 1, '1, More London Place', NULL, '<p>To attend site outside of normal working hours&nbsp;throughout&nbsp;the contract period.</p><p>At all times during attendance, place all necessary Barriers, Signage and Protection in order to facilitate a safe and compliant work area.</p><ul><li>To isolate all services within the existing facility</li><li>To remove all existing fitting and&nbsp;fittments&nbsp;and dispose of in a safe manner</li><li>To remove all&nbsp;existing Wall and Floor tiles and dispose of in a safe manner</li><li>To remove the existing Door and Frame with associated fittings leading from the as indicated Multi Faith room 1 and set aside</li><li>To infill the opening formed by the removal of the door and frame using 100 m/m light weight blocks</li><li>To form a new opening into the wash facility as indicated leading from the passage way inserting a concrete lintel for support&nbsp;&nbsp;&nbsp;</li><li>To install the previously set aside door and frame&nbsp;into the newly formed opening</li><li>To expose the existing waste water drainage pipe work.</li><li>To adapt and alter the existing drainage to facilitate a new drainage channel</li><li>To construct new blockwork&nbsp;to form stall risers forming the lower section&nbsp;of 2 benches.&nbsp;</li><li>To clear all rubble from site.</li><li>To construct new stud&nbsp;partition walls attached to the existing to form and service duct approx. 1.5 metres</li><li>To apply water proof plasterboard to the face of the new partition</li><li>to install a DPM &nbsp;to the floors of the wash facility</li><li>To apply 2 coats of British Gypsum&nbsp;plaster into the newly constructed block&nbsp;works&nbsp;and infilled doorway</li><li>To make good to all disturbed surfaces following the wall removal</li></ul><p>&nbsp;</p><ul><li>To install new electricity circuitry fittments&nbsp;to the normally formed area&nbsp;and connect to the existing supply.</li><li>(It is assumed for the purpose of this quotation that the existing electrical supply compiles with existing regulations to no allowance is made should it prove to the contrary.</li><li>To install new pipe&nbsp;work to the new facilities including a thermostatic control valve to each side.&nbsp;</li><li>To install wall and floor tiles to the new wash facilities, wall tiles to a height and approx.1.5metres</li><li>To install oak planking &nbsp;onto the top of newly formed &nbsp;and tiled bench facilities</li><li>To install 6 no mixer taps to the new facilities</li><li>To apply new washable paint&nbsp;work to the new area.</li><li>To apply sanitary silicone to all abutments where necessary</li><li>To install 2 no bespoke Shoe&nbsp;racks</li><li>To install new&nbsp;carpet floor tiles to the areas outside and adjacent of the work facilities (approx. 25 sqm)</li></ul><p>To check site upon completion</p><p>LABOUR : &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;&pound;28,600.00</p><p>MATERIALS : &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;&pound; &nbsp;8,340.00</p><p>H &amp; S : &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;&pound; &nbsp; &nbsp; 224.00</p><p>WASTE DISPOSAL :&nbsp; &nbsp; &nbsp; &nbsp; &pound; &nbsp; &nbsp; 750.00</p><p>ACCESS EQUIP : &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &pound; &nbsp; &nbsp; 240.00</p><p>ELECTRICAL (PRO SUM): &pound; &nbsp;3,500.00</p>', NULL, 41654.00, 41654.00, NULL, NULL, NULL, 1454889600, NULL, 2497, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Refurbishment of Multi Faith Rooms', 'Dave  Barron', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2566, '2016-02-09 09:55:07', '2016-05-05 12:52:53', NULL, 29, NULL, 13, 'Paid', 1, '91 Kennington Lane, SE11 4HQ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 158.00, 158.00, NULL, NULL, NULL, 1454976000, NULL, 2498, NULL, NULL, NULL, '', '', '', '', 'Down pipe located next to building staff entrance', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2567, '2016-02-09 10:23:24', '2016-02-09 10:23:24', NULL, 19, NULL, 19, 'Survey', 1, 'Furness house leadenhall street London', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Install tube &amp; fitting scaffold platform for access to wall area.</li><li>Remove existing metal staircase and leave on site.</li><li>Isolate existing electrical supply and remove trunking /containment situated on wall face.</li><li>Remove copper overflow pipe and terminate back to isolation valve.</li><li>Carefully breakout concrete wall to tank area using compressed air gun breakers.</li><li>Install&nbsp;Acro supports as required.</li><li>Double bag up debris and transfer to loading bay for safe disposal.</li><li>Make good floor area on completion of wall removal.</li><li>On completion leave work area in clean &amp; tidy condition.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 13335.40, 13335.40, NULL, NULL, NULL, 1454976000, NULL, 2499, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Removal of concrete wall in plant room', 'Ryan Nelson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2568, '2016-02-09 11:13:33', '2016-02-09 11:13:33', NULL, 13, NULL, 13, 'Survey', 1, 'NUFF Crawley Wellbeing Crabbet Park, Turners Hill Road, Worth, Crawley RH10 4ST', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1454976000, NULL, 2500, NULL, NULL, NULL, '', '', '', '', 'Replace double pump for the chiller circuit, reducer & valve.', 'Kirstie Fletcher', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2569, '2016-02-09 11:57:12', '2016-08-25 10:41:40', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Bloomsbury Wellbeing, Mecklenburgh Place, Bloomsbury, London, WC1N 2AY', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To rectify fault with leaking pipe&nbsp;work&nbsp;to prevent a continuation to the electrical fault.</li><li>To further attend site and form a safe working area.</li><li>To carry out testing to the existing circuitry and assure compliance.&nbsp;</li><li>To supply &amp; install a new MCB to match the existing if possible.</li><li>Site to be left clean and tidy.</li></ul><p>No allowance is made within this quotation should the existing circuitry&nbsp;prove to be non compliant or it the MCB&#39;s now in place prove unattainable.&nbsp;</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;965.00</p><p>Breakdown:</p><p>Labour: &pound;840.00</p><p>Materials: &pound;125.00&nbsp;</p>', NULL, 965.00, 965.00, NULL, NULL, NULL, 1454976000, NULL, 2501, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'All lights in the female toilets are out ', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2570, '2016-02-09 12:10:33', '2016-02-09 12:10:47', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold Street 4th floor', NULL, '<ul><li>operatives to attend site and sign in.</li><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>2 no. walls approximately 6M BY 3M to be prepared for painting</li><li>2 no. coats of dulux ral 9016 vinyl matt emulsion to be applied to wall areas only</li><li>as agreed with client no woodwork to be decorated.</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;498.00+vat</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour&nbsp;- &pound;384.00+VAT</strong></p><p><strong>Materials - &pound;84.00+VAT</strong></p><p><strong>Protection - &pound;30.00+VAT</strong></p>', NULL, 498.00, 498.00, NULL, NULL, NULL, 1454976000, NULL, 2502, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'deli area wall decoration works', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2571, '2016-02-09 12:27:39', '2016-02-09 12:27:39', NULL, 13, NULL, 13, 'Survey', 1, 'Nuff Chichester Wellbeing, Chichester Gate (off stockbridge Road), Chichester, West Sussex, PO19 8EL.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1454976000, NULL, 2503, NULL, NULL, NULL, '', '', '', '', 'Physio room upstairs - ceiling tiles sodden', 'Kirstie Fletcher', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2572, '2016-02-09 13:12:49', '2016-02-09 13:31:30', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold street B2 lift lobby', NULL, '<p>it is assumed that all trolley and materials will be removed from the work area prior to GDC attending site</p><p>smoke and fire isolations will be required</p><p>floor painting was not asked for in this area.</p><p>No &nbsp;O&amp;M manual was requested.</p><ul><li>operatives to attend site and sign in</li><li>100mm dado rail to be installed to the 4 no. walls ( height to match rails installed on the ground floor)</li><li>dado rail to be painted grey ( colours to be matched from ground floor)</li><li>steel wire armoured&nbsp;cable in area to be removed ( client has stated the supply is dead if proved to be live then a gcm will need to be raised and removed at a later date)</li><li>walls above dado rail to be painted white with masonry paint.</li><li>wall below dado rail to be painted gray with masonry paint ( colour to match ground floor lift lobby)</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;1,959.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;1,544.00+VAT ( 1 no. electrician shift, 2 no. decorators shifts, 1 no. carpenters shift)</strong></p><p><strong>Materials - &pound;385.00+VAT&nbsp;</strong></p><p><strong>Protection - &pound;30.00+VAT</strong></p>', NULL, 1959.00, 1959.00, NULL, NULL, NULL, 1454976000, NULL, 2504, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'refurbishment works to lobby area', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2573, '2016-02-09 16:50:04', '2016-07-07 11:06:26', NULL, 29, NULL, 6, 'Paid', 1, 'RBS 250 Bishopsgate ', NULL, '<p>Carillion to remove all kitchen appliances / cupboards etc around&nbsp;the floor area before the work can commence.</p><p>Carillion to carry out all isolations to smoke detectors / gas lines with the kitchen area.</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Faulty section of the Vinyl flooring to be up-lifted</li><li>New 6mm Ply to be installed where required</li><li>All sides to be filled using featheredge&nbsp;and left secure</li><li>New Vinyl Flooring section to be installed&nbsp;</li><li>Al vinyl to vinyl joints to be joined using vinyl weld</li><li>Check Work</li><li>Remove any off cuttings and dispose of from site.</li><li>Site to be left clean and tidy.</li></ul><p>LABOUR : &nbsp; &nbsp; &nbsp; &pound;772.00</p><p>MATERIALS : &nbsp;&pound;135.00</p><p>H &amp; S : &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &pound; 50.00</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 957.00, 957.00, NULL, NULL, NULL, 1454976000, NULL, 2027, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'To replace Faulty section of Vinyl flooring in 3rd Floor Kitchen', 'Chris Thomas', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2574, '2016-02-09 17:14:12', '2016-06-10 14:26:37', NULL, 29, NULL, 13, 'Paid', 1, 'Brockwell Park Gardens, London, SE24', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To carefully cut back the damaged edges of the ceiling plasterboard ready to receive&nbsp;new board.</li><li>To supply &amp; install new insulation to the ceiling where it is now missing.</li><li>To supply &amp; install new plasterboard.</li><li>To tape the new joints.</li><li>To chaulk&nbsp;the new joints.</li><li>To thoroughly&nbsp;rub down and prepare the surfaces.</li><li>To apply 2 coats of washable water based paint.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;656.00</p><p>Breakdown:</p><p>Labour: &pound;520.00</p><p>Materials: &pound;136.00</p><p><strong>Additional Works Recommended.&nbsp;</strong></p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To test the electrical circuitry&nbsp;which has been the subject of water ingress.</li><li>Upon Successful testing connect and leave in correct working order.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;375.00</p><p>No allowance is made in this quotation should the existing electrical circuitry prove non compliant.&nbsp;</p><ul></ul>', NULL, 1031.00, 1031.00, NULL, NULL, NULL, 1454976000, NULL, 2505, NULL, NULL, '<p>Plasterboard</p><p>Scrim tape</p><p>Drywall screws</p><p>Easifill</p><p>Sand paper</p><p>Masking tape</p><p>RAL 9016</p><p>(Tony)&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Girls toilet in the children play is leaking from the ceiling', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2575, '2016-02-10 10:05:28', '2016-05-12 11:06:13', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Epsom Wellbeing, Epsom Gateway, Ashley Avenue, Epsom, Surrey, KT18 5AL', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 567.00, 567.00, NULL, NULL, NULL, 1455062400, NULL, 2506, NULL, NULL, NULL, '', '', '', '', 'Replacement of glass', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2576, '2016-02-10 11:26:10', '2016-06-30 10:43:44', NULL, 29, NULL, 13, 'Paid', 1, 'Streatham Cemetery, SW17 OLT', NULL, '<p>Exterior</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To erect a safe working access scaffolding.</li><li>To clear guttering and downpipes and dispose of any debris.</li><li>To supply &amp; fit wire balloons to the gutter outlets to prevent future&nbsp;blockage of the downpipes.</li><li>Site to be left clean and tidy.</li></ul><p>Interior</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To erect safe working access platforms.</li><li>To prepare all affected surfaces.</li><li>To apply &quot;stain block&quot; to all affected areas.</li><li>To apply 2 coats of emulsion paint to the previously prepared areas.</li><li>Site to be left clean and tidy.&nbsp;</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,380.00</p><p>Breakdown:</p><p>Labour: &pound;1,040.00</p><p>Materials: &pound;160.00</p><p>Access Equipment: &pound;180.00</p>', NULL, 1380.00, 1380.00, NULL, NULL, NULL, 1455062400, NULL, 2507, NULL, NULL, '<p>scaffold tower</p><p>wire balloons to the gutter outlets</p><p>materials for the guttering and downpipes</p><p>stain block</p><p>emulsion paint&nbsp;</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Rising damp in cemetery residence', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL);
INSERT INTO `quotes` (`id`, `created_at`, `updated_at`, `deleted_at`, `updated_by`, `deleted_by`, `creator`, `status`, `active`, `title`, `friendlyURL`, `description`, `totalCost`, `totalSell`, `totalProfit`, `deliveryCost`, `deliverySell`, `eCopyURL`, `date`, `address_id`, `job_id`, `custom1`, `custom2`, `custom3`, `signatory`, `signatoryEmail`, `signatoryPhone`, `signatoryJobTitle`, `project`, `contact`, `archived`, `materials_expected`, `materials_priced`, `materials_price_set`, `materials_price_set_by`, `head_office`, `quote_type`, `general_allowances`) VALUES
(2577, '2016-02-10 12:27:25', '2016-08-23 11:47:06', NULL, 14, NULL, 13, 'Quote Sent', 1, '213 Cromwell Road, Cambridge, Cambridgeshire, CB1 3BA', NULL, '<p>Option 1</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To test existing electrical circuitry for compliance.</li><li>To isolate the electrical supply.</li><li>To remove the existing&nbsp;broken floor level plastic dado trunking and sockets and remove from site.&nbsp;</li><li>To supply &amp; install twin compartment metal trunking with associated meta socket outlets to replace tht removed.</li><li>To re-test upon completion.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works&nbsp;out of&nbsp;normal working hours shall be &pound;1,862.00</p><p>Breakdown:</p><p>Labour: &pound;1,320.00</p><p>Materials: &pound;512.00</p><p>Waste: &pound;30.00</p><p>Option 2</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To test the existing electrical circuitry to the dado trunking for compliance with current regulations.&nbsp;</li><li>To isolate the existing supply.</li><li>To remove the existing plastic broken and dangerous sockets and clear from site.</li><li>To replace the removed sockets with &quot;metal clad socket outlets&quot;</li><li>To re-test the circuitry.</li><li>To supply &amp; install foam protection to the front face of the floor level plastic dado trunking using &quot;griptite tape&quot; to prevent further damage occurring.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works&nbsp;out of&nbsp;normal working hours shall be &pound;911.00</p><p>Breakdown:</p><p>Labour: &pound;660.00</p><p>Materials: &pound;251.00</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1455062400, NULL, 2508, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replacement of the plastic skirting surrounding the weights area', 'Kirsty O\'Neil', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2578, '2016-02-10 14:20:02', '2016-04-29 13:09:30', NULL, 29, NULL, 6, 'Paid', 1, '38 Charterhouse Street', NULL, '<p>Operatives to apply full protection to all fixtures and fittings including transit route, barrier will be used to control unauthorised access on level 4.&nbsp;</p><p>Ceilings supports in the form of acrows will be removed in a controlled manner.&nbsp;</p><p>Timber supports and boards will be carefully lowered to access damage to existing ceiling, if deemed severely damaged or liable to collapse, props will be re-instated pending further investigation by Engie.&nbsp;</p><p>If deemed safe to remove all supports will be stripped out and relocated for disposal, housekeeping will be provided to a high standard on level 4.&nbsp;</p><p>All protection will be removed.</p><p><strong>Breakdown</strong></p><p>LABOUR : &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &pound;3,898.64</p><p>WASTE : &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &pound;600.00</p><p>ACCESS EQUIP : &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;&pound;40.00</p><p>PARKING : &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;&pound;100.00</p><p>CONGESTION CHARGE: &nbsp;&pound;48.00</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>', NULL, 4686.64, 4686.64, NULL, NULL, NULL, 1455062400, NULL, 2509, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'Remove existing Ceiling Supports', 'Keith Henderson', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2579, '2016-02-10 15:33:10', '2016-05-05 12:51:54', NULL, 29, NULL, 13, 'Paid', 1, 'Streatham Common Rookery, SW16 3BX', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 178.00, 178.00, NULL, NULL, NULL, 1455062400, NULL, 2510, NULL, NULL, NULL, '', '', '', '', 'Secure ladies toilet door', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2580, '2016-02-10 16:30:07', '2016-02-10 16:30:07', NULL, 19, NULL, 19, 'Survey', 1, 'Canary wharf crossrail station compound', NULL, '<ul><li>To carry out overhaul of existing flat room on site offices and facilities. (Roof area 300&nbsp;m2)</li><li>Scaffolding and handrail to be erected by others.</li><li>Supply &amp; fix tantalised timbers (increasing by 1&rdquo; every 2m over 10m x 30m runs to give a 5&rdquo; fall over 10m.)</li><li>Supply &amp; fix 6m tantalised timbers (4x2) at 400mm centres over 10m x 30m (allowing for roof extension to allow for new drip system to drop into 1 x continuous run of deep flow guttering over 30LM)</li><li>Fix approx 115 sheets of &frac34; &ldquo; (8x4) OSB board or similar approved product.</li><li>Loose lay 1x layer of perforated felt to prevent cracking,</li><li>Torch down 1x layer of charcoal mineral felt with a 5mm bead at all laps . (1 layer system with 10 year guarantee)</li><li>Install a 30lm front drip system into gutter and 55lm of surrounding drips as required including a 5mm bead at all laps.</li><li>Remove existing guttering and downpipe systems and dispose of in site skips and pack out between individual steel girders using 2x (6x2) tantalised timbers and then fix 1 continuous run of 6x2 over the top of the packers to allow for gutter fixing.</li><li>Install 30lm of Deep Flow half round Guttering including all fittings and 1 x downpipe at each end of the 30lm run (2 x total)</li><li>Remove all spoil and leave site clean and tidy.</li><li>Supply and&nbsp;fix tantalised timbers (increasing by 1&quot; every 2m over 10m x 30m runs to give a 5&quot; fall over 10m).</li><li>Supply and fix 6m tantalised timbers (4x2) at 400mm centres over 10m x 30m (allowing for roof extension to allow for new drip system to drop into 1 x continuous run of deep flow guttering over 30LM)&nbsp;</li><li>Fix approx 115 sheets of 3/4&quot; (8x4) OSB board (8x4) OSB board or similar approved product<em>.</em></li><li>Loose lay 1x layer of perforated felt to prevent cracking. &nbsp;Torch down 1x layer of charcoal mineral felt with a 5mm bead at all laps. &nbsp;(1 layer system with 10 year guarantee).<em>&nbsp;</em></li><li>Install a 30lm front drip system into gutter and 55lm of surrounding drips as required including a 5mm bead at all laps.</li><li>Remove existing gutering and downpipe systems and dispose of in site skips and pack out between individual steel girders using 2x (6x2) tantalised timbers and then fix 1 continuous run of 6x2 over the top of the packers to allow for gutter fixing. &nbsp;</li><li>Install 30lm of deep flow half round guttering including all fittings and 1 x downpipe at each end of the 30lm run (2 x total).</li><li>Remove all spoil and leave site clean and tidy. &nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1455062400, NULL, 2511, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Flat roof for site office and facilities.', 'Gary Nicholls', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2581, '2016-02-10 16:33:12', '2016-08-25 10:40:00', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff Bishops Stortford Wellbeing, Anchor Street, Bishops Stortford, Hertfordshire, CM23 3BP', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To clear all debris and redundant material from the roof and dispose of.</li><li>To receive&nbsp;instruction upon preferred access routes.</li><li>To thoroughly&nbsp;clean, prepare and prime the proposed walkway area approx&nbsp;30 linear metres x 700mm.</li><li>To install reflective&nbsp;paint&nbsp;hatching to the previously prepared areas.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,505.00</p><p>Breakdown:</p><p>Labour: &pound;1,120.00</p><p>Materials:&nbsp;&pound;320.00</p><p>Waste: &pound;65.00</p>', NULL, 1505.00, 1505.00, NULL, NULL, NULL, 1455062400, NULL, 2512, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Roof ground level needs to be raised. ', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2582, '2016-02-10 16:35:45', '2016-04-28 10:31:43', NULL, 29, NULL, 19, 'Paid', 1, 'Canary wharf crossrail station compound', NULL, '<ul><li>To carry out overhaul of existing flat room on site offices and facilities. (Roof area 300&nbsp;m2)</li><li>Scaffolding and handrail to be erected by others.</li><li>Supply &amp; fix tantalized timbers (increasing by 1&rdquo; every 2m over 10m x 30m runs to give a 5&rdquo; fall over 10m.)</li><li>Supply &amp; fix 6m tantalized timbers (4x2) at 400&nbsp;mm centres over 10m x 30m (allowing for roof extension to allow for new drip system to drop into 1 x continuous run of deep flow guttering over 30&nbsp;LM)</li><li>Fix Approx 115 sheets of &frac34; &ldquo; (8x4) OSB board or similar approved product.(Plyboard to be supplied by canary wharf contractors)</li><li>Loose lay 1x layer of perforated felt to prevent cracking,</li><li>Torch down 1x layer of charcoal mineral felt with a 5mm bead at all laps . (1 layer system with 10 year guarantee)</li><li>Install a 30&nbsp;lm front drip system into gutter and 55&nbsp;lm of surrounding drips as required including a 5mm bead at all laps.</li><li>Remove existing guttering and downpipe systems and dispose of in site skips and pack out between individual steel girders using 2x (6x2) tantalized timbers and then fix 1 continuous run of 6x2 over the top of the packers to allow for gutter fixing.</li><li>Install 30&nbsp;lm of Deep Flow half round Guttering including all fittings and 1 x downpipe at each end of the 30&nbsp;lm run (2 x total)</li><li>Remove all spoil and leave site clean and tidy.</li><li>Supply and&nbsp;fix tantalized timbers (increasing by 1&quot; every 2m over 10m x 30m runs to give a 5&quot; fall over 10m).</li><li>Supply and fix 6m tantalized timbers (4x2) at 400&nbsp;mm centres over 10m x 30m (allowing for roof extension to allow for new drip system to drop into 1 x continuous run of deep flow guttering over 30&nbsp;LM)&nbsp;</li><li>Fix Approx 115 sheets of 3/4&quot; (8x4) OSB board (8x4) OSB board or similar approved product<em>.</em></li><li>Loose lay 1x layer of perforated felt to prevent cracking. &nbsp;Torch down 1x layer of charcoal mineral felt with a 5mm bead at all laps. &nbsp;(1 layer system with 10 year guarantee).<em>&nbsp;</em></li><li>Install a 30&nbsp;lm front drip system into gutter and 55&nbsp;lm of surrounding drips as required including a 5mm bead at all laps.</li><li>Remove existing guttering and downpipe systems and dispose of in site skips and pack out between individual steel girders using 2x (6x2) tantalized timbers and then fix 1 continuous run of 6x2 over the top of the packers to allow for gutter fixing. &nbsp;</li><li>Install 30&nbsp;lm of deep flow half round guttering including all fittings and 1 x downpipe at each end of the 30&nbsp;lm run (2 x total).</li><li>Remove all spoil and leave site clean and tidy. &nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 29725.00, 29725.00, NULL, NULL, NULL, 1455062400, NULL, 2511, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Flat roof for site office and facilities.', 'Gary Nicholls', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2583, '2016-02-11 09:30:26', '2016-08-18 10:35:44', NULL, 29, NULL, 13, 'Paid', 1, 'Greenleaf close SW2 HB', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove the existing defective fire door and frame and dispose of.</li><li>To install new wooden 1/2 hour fire rated door and frame complete with overhead closure and panic bar.</li><li>To apply 3 coats of proprietary paint to the newly installed joinery.&nbsp;&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>No allowance is made within this quotation for testing or re-setting the alarm system.&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be &pound;1,497.00</p><p>Breakdown:</p><p>Labour: &pound;780.00</p><p>Materials: &pound;677.00</p><p>Waste: &pound;40.00</p>', NULL, 1497.00, 1497.00, NULL, NULL, NULL, 1455148800, NULL, 2513, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace fire exit door', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2584, '2016-02-11 13:05:16', '2016-02-11 14:21:37', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold street ', NULL, '<p>it is assumed that all equipment will be removed from the work area prior to the the works starting</p><ul><li>barriers and signage to be installed to work area</li><li>Operatives to clean floor area of any grease and debris&nbsp;</li><li>commence with applying reepol two part epoxy paint</li><li>yellow line markings to be installed ( trolley to be used as a guid line for marking requirements)</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;1,507.00+VAT</p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;772.00</strong></p><p><strong>Materials - &pound;685.00+VAT</strong></p><p><strong>signage and protection - &pound;50.00+VAT</strong></p>', NULL, 1507.00, 1507.00, NULL, NULL, NULL, 1455148800, NULL, 2514, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'B2 plant room walkway floor paint and line marking', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2585, '2016-02-11 15:44:49', '2016-08-05 12:17:21', NULL, 12, NULL, 31, 'Paid', 1, '192 Dawley Road, Hayes, Middlesex, UB3 1EH', NULL, '<p><strong>Visit - Plumber</strong></p><ul><li>Our plumber attended on 12th February&nbsp;and replaced kitchen sink taps and replaced percussion basin tap in men&#39;s toilets. &nbsp;</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;170.00</p><p>Materials: &pound;90 (&pound;45 for kitchen taps and &pound;45 for basin taps)</p><p><strong>Visit - Electrician</strong></p><ul><li>Our electrician attended on 23rd February repaired a fault with a heater in the main hallway, the fault was due to a damaged fused spur.</li><li>Investigated lighting issue&nbsp;in meeting room, the light fittings require replacing. &nbsp;</li><li>Installed a new 50W LED floodlight on the security cabin as existing halogen light was damaged.</li><li>Fitted an override switch inside the cabin to control it as it was being switched by MCB.&nbsp;</li></ul><p><strong>Breakdown</strong></p><p>Labour: &pound;320.00</p><p>Materials: &pound;209.41</p><p>1 x Blank plate single: &pound;3.21&nbsp;&nbsp;</p><p>1 x 50W LED floodlight &pound;184.45</p><p>1 x 1&nbsp;gang 2 way switch metal clad: &pound;9.63</p><p>1 x 1m flex: &pound;5.93</p><p>10 x 20mm stuffing glands: &pound;3.63</p><p>1 x Schneider term connector: &pound;2.56&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be</p>', NULL, 789.41, 789.41, NULL, NULL, NULL, 1455148800, NULL, 2516, NULL, NULL, NULL, 'Elizabeth Turner', 'elizabethturner@gdcmech.com', '', '', 'Lights in meeting room 4 not working, Percussion Tap missing in gents toilet ', 'Richard Saville', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2586, '2016-02-11 15:47:29', '2016-02-11 15:47:29', NULL, 13, NULL, 13, 'Survey', 1, 'Nuff Farnham Welbeing, Weybourne Road, Farnham, Surrey, GU9 9EL', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li> </li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be </p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1455148800, NULL, 2517, NULL, NULL, NULL, '', '', '', '', 'Male and female showers', 'John  Field', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2587, '2016-02-11 15:57:02', '2016-02-11 15:58:02', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold street', NULL, '<p>area to be closed off during works.</p><ul><li>operatives to attend site and sign in</li><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>wall protection to be installed to outer walls</li><li>walls above wall protection&nbsp;to be made good where needed ( new plasterboard installed where needed)</li><li>dado rail to be installed around the perimeter walls as well as doors ( as requested by client colour to be confirmed)</li><li>walls to be decorated using ral 9016 matt emulsion</li><li>metal doors to be decorated using white hammerite paint</li><li>new door signage to be installed</li><li>floor to have reepol two part epoxy paint applied ( anti slip)</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;3,055.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;1930.00+VAT</strong></p><p><strong>Materials - &pound;1075.00+VAT</strong></p><p><strong>signage and protection - &pound;50.00+VAT</strong></p>', NULL, 3055.00, 3055.00, NULL, NULL, NULL, 1455148800, NULL, 2515, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'B2 Plant room passageway refurbishment works', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2588, '2016-02-11 16:04:24', '2016-04-29 10:31:08', NULL, 29, NULL, 19, 'Paid', 1, 'Citi bank CGC1 level 1', NULL, '<ol><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Supply and install New black Work&nbsp;top and rounded corners, Install&nbsp;chrome breakfast legs as per drawing provided.</li><li>Install black formica&nbsp;back panel to worktop.</li><li>On completion leave work area in&nbsp;clean and tidy.</li></ol><p><br /><br />Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 850.00, 850.00, NULL, NULL, NULL, 1455148800, NULL, 2519, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Temporary vending area', 'Terry Andrews', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2589, '2016-02-11 16:18:25', '2016-04-28 10:45:46', NULL, 29, NULL, 9, 'Paid', 1, 'ICBC 36 Kings Street', NULL, '<ul><li>glass panel to be removed from site safely</li><li>glass panel to be replicated ( 4 days lead time)</li><li>glass panel to be painted to match existing&nbsp;</li><li>glass panel to be fitted to wooden panel using a suitable contact adhesive</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;1,075.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;580.00+VAT ( 2 NO. OPERATIVES)</strong></p><p><strong>Material - &pound;445.00+VAT</strong></p><p><strong>Waste - &pound;50.00+VAT</strong></p>', NULL, 1075.00, 1075.00, NULL, NULL, NULL, 1455148800, NULL, 2518, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'replacement glass for door panel', 'James Cook', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2590, '2016-02-11 16:31:00', '2016-07-28 12:37:37', NULL, 29, NULL, 13, 'Paid', 1, 'Nuff City Point Wllbeing, 1 ropemaker Street, Moorgate, London, EC2Y 9AW.', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove defective mastic and dispose of.</li><li>To thoroughly&nbsp;prepare exposed surfaces.</li><li>To supply &amp; install new sanitary silicone to all exposed abutments approx&nbsp;30 linear metres.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of&nbsp;normal working hours shall be &pound;661.00</p><p>Breakdown:</p><p>Labour: &pound;496.00</p><p>Materials: &pound;130.00</p><p>Waste: &pound;35.00</p>', NULL, 661.00, 661.00, NULL, NULL, NULL, 1455148800, NULL, 2520, NULL, NULL, '<p>Silicone (see photos for colour)</p><p>Cleaning Materials</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'All Ladies showers silicone needs to be replaced', 'Jumanah Hossain', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2591, '2016-02-12 08:42:11', '2016-02-12 08:51:21', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold street ', NULL, '<p>it is assumed that all loose materials within the caged areas is to be disposed of except for 1 no. lock box, 1 no. set of ladders and 1 no. set of steps as agreed on survey.</p><p>it is assumed that 2 no. vehicles will be allowed to park onsite or near the loading bay.</p><ul><li>Operatives to attend site and sign in</li><li>all waste materials to be loaded onto trolleys and transported to vehicles</li><li>transportation route to be protected where required.</li><li>floor to be swept through</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;1,925.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;1,450.00+VAT</strong></p><p><strong>Waste - &pound;450.00+VAT</strong></p><p><strong>Protection - &pound;25.00+VAT</strong></p>', NULL, 1925.00, 1925.00, NULL, NULL, NULL, 1455235200, NULL, 2521, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'B2 Plant rooms rubbish removal', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2592, '2016-02-12 09:49:22', '2016-02-12 09:49:22', NULL, 13, NULL, 13, 'Survey', 1, 'Archbishops Park, SE1 7LE', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li> </li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be </p>', NULL, 0.00, 0.00, NULL, NULL, NULL, 1455235200, NULL, 2523, NULL, NULL, NULL, '', '', '', '', 'Assess and repair the ground under a number of park equipment', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2593, '2016-02-12 09:55:57', '2016-02-12 09:57:12', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold street ', NULL, '<p>it was mentioned on the survey that others would be painting the floor at a later date they will still need to apply a self etching primer before painting.</p><ul><li>Operatives to attend site and sign in</li><li>floor to have a bio degradable&nbsp;degreaser applied by hand brush</li><li>degreaser to be washed off using hand brushes and multi purpose cleaner</li><li>area to be left to dry</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;1,195.00</p><p>Labour &pound;870.00+VAT</p><p>Materials - &pound;325.00+VAT</p>', NULL, 1195.00, 1195.00, NULL, NULL, NULL, 1455235200, NULL, 2522, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'B2 Plant rooms floor clean', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2594, '2016-02-12 10:10:02', '2016-06-16 12:12:52', NULL, 6, NULL, 9, 'Paid', 1, 'OOCPA Project offices, Canal Way, North Kensington, London, w10 5az', NULL, '<p>The cost does not include testing the site again.</p><ul><li>operatives to attend site and sign in</li><li>operatives to carry out remedial works as stated in the electrical conditioning reports issued ( site will then be fully compliant to current regulations)</li><li>some out of hours will be required this will be planned in advance</li></ul><p>Our total cost to carry out the above works in and&nbsp;out of normal working hours shall be &pound;4,725.00+VAT</p>', NULL, 4725.00, 4725.00, NULL, NULL, NULL, 1455235200, NULL, 2524, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'electrical remedial works', 'Colin Hale', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2595, '2016-02-12 10:55:36', '2016-02-12 11:09:57', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold street', NULL, '<p>no painting works has been allowed in this cost.</p><ul><li>Operatives to attend site and sign in</li><li>existing damaged light weight hasp and staples to be removed from plant room entry doors</li><li>new heavy duty hasp and staples to be installed ( stitch welded on)</li><li>new metal plate to be installed to door ( stitch welded) to act as a door stop.</li><li>heavy duty pad lock to be installed</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out&nbsp;of normal working hours shall be &pound;1,222.00+VAT</strong></p><p><strong>Labour - &pound;772.00+VAT</strong></p><p><strong>Materials - &pound;450.00+VAT</strong></p>', NULL, 1222.00, 1222.00, NULL, NULL, NULL, 1455235200, NULL, 2525, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'installation of 2 no. heavy duty hasp and staples ', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2596, '2016-02-12 11:00:10', '2016-02-19 14:42:05', NULL, 13, NULL, 13, 'Quote Sent', 1, 'Wolverhampton Hospital Wood Road, Tettenhall, Wolverhampton, WV6 8LE', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove existing defective handrail coating and dispose of.</li><li>To supply &amp; install new&nbsp;handrail coating approx&nbsp;15 metres and the handrail width is 50mm to match the existing as near as possible.&nbsp;</li><li>To secure in to place.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;1,943.50</p>', NULL, 1943.50, 1943.50, NULL, NULL, NULL, 1455235200, NULL, 2526, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Replace handrail coating', 'Marc  Howorth', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2597, '2016-02-12 12:34:22', '2016-02-12 12:37:56', NULL, 9, NULL, 9, 'Quote Sent', 1, 'RBS 1 Princes street', NULL, '<p>it is assumed that all food and shop equipment will be removed prior to GDC attending site.</p><p>it is assumed that the sprinkler system will be isolated prior to GDC arriving</p><ul><li>Operatives to attend site and sign in</li><li>floor protection to be installed and protection over counter work tops</li><li>existing lights to be disconnected</li><li>existing ceiling to be dismantled and removed from site ( to be disposed of correctly)</li><li>new ceiling system to be installed ( will have plastic front tiles installed for hygiene purposes)</li><li>new ply patresses to be cut for existing light fittings to be installed into new ceiling</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;2,760.00+VAT</strong></p>', NULL, 2760.00, 2760.00, NULL, NULL, NULL, 1455235200, NULL, 2527, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'replace canteen shop ceiling', 'Gregory Nash', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2598, '2016-02-12 14:12:06', '2016-02-12 14:16:33', NULL, 9, NULL, 9, 'Quote Sent', 1, 'RBS 1 Princes street', NULL, '<p>it is assumed that all food and shop equipment will be removed prior to GDC attending site.</p><p>it is assumed that the sprinkler system will be isolated prior to GDC arriving</p><ul><li>Operatives to attend site and sign in</li><li>floor protection to be installed and protection over counter work tops</li><li>existing lights to be disconnected</li><li>existing ceiling to be dismantled and removed from site ( to be disposed of correctly)</li><li>new ceiling system to be installed ( will have plastic front tiles installed for hygiene purposes)</li><li>new ply patresses to be cut for existing light fittings to be installed into new ceiling</li><li>new egg crate grills with plehnum boxes to be installed.</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;8,794.00+VAT</strong></p>', NULL, 8794.00, 8794.00, NULL, NULL, NULL, 1455235200, NULL, 2527, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', '', 'replace canteen seating area ceiling', 'Gregory Nash', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2599, '2016-02-12 14:48:13', '2016-02-12 14:48:40', NULL, 19, NULL, 19, 'Survey', 1, 'Citi bank ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Template wall area and cut out holes for access.</li><li>On completion of enabling works carry out firestopping as per survey.</li><li>Leave work area in clean &amp; tidy condition.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 980.00, 980.00, NULL, NULL, NULL, 1455235200, NULL, 2528, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Level 1 Tech room builders holes and firestopping', 'Terry Andrews', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2600, '2016-02-12 15:06:32', '2016-05-12 10:27:26', NULL, 29, NULL, 9, 'Paid', 1, '99 Bishopsgate ', NULL, '<ul><li>Operatives to attend site and sign in</li><li>floor protection to be laid to agreed areas</li><li>walls to be&nbsp;prepared&nbsp;ready for painting</li><li>all agreed&nbsp;walls to have 2 no. coats of ral 9016 vinyl matt emulsion.</li><li>all agreed skirting boards to have 2 no. coats of gloss applied&nbsp;</li><li>17th floor lift lobby ceilings to be cleaned using sugar soap.</li><li>install 30mm&nbsp;flat white plastic trim around service hatch</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;1,308.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour&nbsp;- &pound;1058.00+VAT ( 2&nbsp;NO. painters shifts @ &pound;384.00 and 1&nbsp;no. labour&nbsp;shifts @ &pound;290.00)</strong></p><p><strong>Materials - &pound;225.00+VAT</strong></p><p><strong>Protection - &pound;25.00+VAT</strong></p>', NULL, 1308.00, 1308.00, NULL, NULL, NULL, 1454630400, NULL, 2486, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', '', '17th  floor decoration works to lift lobbies ', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2601, '2016-02-12 16:00:29', '2016-07-07 11:05:46', NULL, 29, NULL, 9, 'Paid', 1, 'RBS 1 Princes street', NULL, '<p>it is assumed all food and kitchen equipment will be removed from the area.</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>remove</li><li>&nbsp;2 no. existing doors to be removed and disposed of</li><li>2 no. new 30 minute fire doors with 300mm by 300mm&nbsp;vision panels to be installed</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;1,515.00+VAT</strong></p><p><strong>BREAKDOWN</strong></p><p><strong>Labour - &pound;640.00+VAT</strong></p><p><strong>Materials - &pound;825.00+VAT</strong></p><p><strong>Protection 50.00+VAT</strong></p>', NULL, 1515.00, 1515.00, NULL, NULL, NULL, 1455235200, NULL, 2529, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', 'install 2 no. fire doors to kitchen area', 'Gregory Nash', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2602, '2016-02-15 10:37:19', '2016-02-15 10:44:50', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold street ', NULL, '<ul><li>Operatives to attend site and sign in.</li><li>smoke isolations to be in place&nbsp;</li><li>protection to be installed to all work areas and walking routes.</li><li>staircase 1 &amp; 2&nbsp;doors to be rubbed down and&nbsp;prepared&nbsp;for&nbsp;painting&nbsp;using ral 9016 satin wood.</li><li>goods lift double door set to be rubbed down and prepared&nbsp;for painting&nbsp;using ral 9016 satin wood</li><li>stair case 1,2 &amp; 3 doors&nbsp;to have&nbsp;300mm kick plates installed ( mechanically fixed)</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;1,131.00+VAT</strong></p><p><strong>BREAKDOWN</strong></p><p><strong>Labour&nbsp;- &pound;636.00+VAT ( 1 no. decorators shift and half a shift for carpenter)</strong></p><p><strong>Materials - &pound;445.00+VAT</strong></p><p><strong>Protection - &pound;50.00+VAT</strong></p>', NULL, 1131.00, 1131.00, NULL, NULL, NULL, 1455494400, NULL, 2530, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', '7th floor decoration works and kick plates', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2603, '2016-02-15 11:10:06', '2016-04-08 09:51:25', NULL, 29, NULL, 13, 'Paid', 1, 'Tanner Street', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To undertake demolition works as per instruction &amp; site survey.</li><li>To remove all rubbish from site.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;4,964.00</p>', NULL, 4964.00, 4964.00, NULL, NULL, NULL, 1447113600, NULL, 2531, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', 'Managing Director', 'Phase 1 of removal ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2604, '2016-02-15 11:32:13', '2016-04-08 09:53:05', NULL, 29, NULL, 13, 'Paid', 1, 'Tanner Street', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To undertake demolition works as instructed and site survey.</li><li>To remove all rubbish from sie and dispose of.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;4,964.00</p>', NULL, 4964.00, 4964.00, NULL, NULL, NULL, 1452643200, NULL, 2532, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', 'Managing Director', 'Phase 2 Demolition Works', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2605, '2016-02-15 11:41:53', '2016-04-08 09:50:49', NULL, 29, NULL, 13, 'Paid', 1, 'Hoo Junction', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To undertake&nbsp;and repair flooring.</li><li>To remove all rubbish from site and dispose of.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;2,086.00</p>', NULL, 2086.00, 2086.00, NULL, NULL, NULL, 1447891200, NULL, 2534, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', 'Managing Director', 'Flooring Repairs', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2606, '2016-02-15 11:59:09', '2016-02-15 12:01:30', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold street ', NULL, '<p><strong>4th floor</strong></p><ul><li>operative to attend site and sign in</li><li>barriers and signage to be installed</li><li>floor protection to be installed</li><li>art work to be removed from walls by others</li><li>bubbled wall paper to be cut and stuck using adhesive</li><li>wall to be prepared for painting using masking tape</li><li>10M by 2.8m wall to have 2 no. coats of ral 9016 matt emulsion applied</li><li>once wall has dried all protection and signage to be uplifted and area left tidy.</li></ul><p>&nbsp;</p><p><strong>3rd floor</strong></p><ul><li>operative to attend site and sign in</li><li>barriers and signage to be installed</li><li>floor protection to be installed</li><li>walls to be prepared for painting using masking tape</li><li>2 no. walls ( 3.3M by 1.8M) to be decorated using 2 no. coats of ral 9016 matt emulsion</li><li>once walls have dried all protection and signage to be uplifted and site left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;681.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;386.00+VAT</strong></p><p><strong>Materials - &pound;245.00+VAT</strong></p><p><strong>Protection - &pound;50.00+VAT</strong></p>', NULL, 681.00, 681.00, NULL, NULL, NULL, 1455494400, NULL, 2533, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', '4th and 3rd floor decoration works', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2607, '2016-02-15 12:47:40', '2016-02-15 12:48:10', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold street ', NULL, '<p><strong>3rd floor decoration works</strong></p><ul><li>Operatives to attend site and sign in</li><li>floor protection to be installed</li><li>signage and barriers to be installed</li><li>12M by 3M wall to be decorated wth 2 coats of dulux&nbsp;87GG51\\291 ( colour&nbsp;specified by client)</li><li>once paint has dried all protection, signage and barriers to be removed</li><li>Site to be left clean and tidy.</li></ul><p><strong>2nd floor decoration works</strong></p><ul><li>Operatives to attend site and sign in</li><li>floor protection to be installed</li><li>signage and barriers to be installed</li><li>18M by 3M wall to be decorated wth 2 coats of&nbsp;dulux&nbsp;87GG51\\291 (&nbsp;colour&nbsp;specified by client)</li><li>once paint has dried all protection, signage and barriers to be removed</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;1,163.00</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;768.00+VAT</strong></p><p><strong>Materials - &pound;345.00+VAT</strong></p><p><strong>Protection - &pound;50.00+VAT</strong></p>', NULL, 1163.00, 1163.00, NULL, NULL, NULL, 1455494400, NULL, 2535, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', '3rd and 2nd floor decoration works', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2608, '2016-02-15 13:28:58', '2016-02-15 13:29:20', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold street ', NULL, '<p><strong>2nd floor male toilet blistered door</strong></p><ul><li>operatives to attend site and sign in</li><li>smoke isolations to be in place before works start</li><li>signage, barriers and protection to be installed</li><li>door furniture to be removed.</li><li>blistered door to be rubbed down using a power sander ( area to be encapsulated using polythene sheeting and props)</li><li>2 no. coates of undercoat to be applied</li><li>1 no. coat of gloss to be applied ( colour to be matched on approval of quotation)</li><li>door furniture to be reinstated once the door has dried</li><li>site protection, signage and barriers removed from site</li><li>Site to be left clean and tidy.</li></ul><p><strong>3rd floor firemans&nbsp;lift lobby</strong></p><ul><li>operatives to attend site and sign in</li><li>smoke isolations to be in place before works start</li><li>signage, barriers and protection to be installed</li><li>cracked wall to be raked out and refilled</li><li>wall to be rubbed down and prepared for painting</li><li>wall 2 have 2 no. coats of ral 9016 matt emulsion</li><li>once walls have dried remove all signage, barriers and protection.</li><li>site to be left clean and tidy</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;1,018.00+VAT</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;768.00+VAT</strong></p><p><strong>Materials -&pound;175.00+VAT</strong></p><p><strong>Protection - &pound;75.00+VAT</strong></p>', NULL, 1018.00, 1018.00, NULL, NULL, NULL, 1455494400, NULL, 2536, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', '2nd and 3rd floor decoration works', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2609, '2016-02-15 14:16:22', '2016-02-15 14:26:17', NULL, 9, NULL, 9, 'Quote Sent', 1, '1 Appold street ', NULL, '<p><strong>ground floor engineers office lobby</strong></p><ul><li>Operatives to attend site and sign in</li><li>floor protection, signage, and barriers to be installed</li><li>walls to have 2 no. coats of ral 9016 matt emulsion applied</li><li>once walls have dried signs, barriers and protection to be removed from site.</li><li>Site to be left clean and tidy.</li></ul><p><strong>1st floor restaurant lobby area</strong></p><ul><li>operatives to attend site and sign in.</li><li>smoke isolations to be in place</li><li>floor protection, signage and barriers to be installed to work area.</li><li>1 no. wall ( approximately 25M by 2.8M)&nbsp;to have 2 no.coats of ral 9016 matt emulsion</li><li>skirting boards&nbsp;in lobby area to be rubbed down and glossed. ( no machines will be pulled out so we will get as much of the exposed skirting as possible)</li><li>site protection, signage and barriers to be removed.</li></ul><p>&nbsp;</p><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;2,071.00</strong></p><p><strong>Breakdown</strong></p><p><strong>Labour - &pound;1,536.00+VAT</strong></p><p><strong>Materials &pound;485.00+VAT</strong></p><p><strong>Protection - &pound;50.00+VAT</strong></p>', NULL, 2071.00, 2071.00, NULL, NULL, NULL, 1455494400, NULL, 2537, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', '1st floor and ground floor decoration works', 'Alan Rae', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2610, '2016-02-15 14:33:16', '2016-08-25 10:15:53', NULL, 29, NULL, 13, 'Paid', 1, 'Hoo Junction', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Investigated no water onsite, investigations&nbsp;were carried out and found the water working with no issues.&nbsp;&nbsp;&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;88.00</p>', NULL, 88.00, 88.00, NULL, NULL, NULL, 1455494400, NULL, 2538, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'No water ', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2611, '2016-02-15 15:18:39', '2016-02-15 15:19:02', NULL, 9, NULL, 9, 'Quote Sent', 1, '15 Austin friars', NULL, '<p>desks are fixed and unable to be moved away from walls.</p><p>our quotation will be to paint all walls only where accessible.</p><p>all desks to be cleared of personal possessions before GDC attend site.&nbsp;</p><ul><li>Operatives to apply protective sheeting to work routes and working areas. ( desks to be covered with polythene sheeting)</li><li>signage and barriers to be installed to work area.</li><li>all walls to be prepared for painting</li><li>all walls where accessible to have 2 no. coats of ral 9016 matt emulsion.</li><li>once walls have dried all protection, signage and barriers to be removed.</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;3,039.00+VAT</strong></p><p><strong>BREAKDOWN</strong></p><p><strong>Labour - &pound;2,304.00+VAT ( 6 NO. Decorators shifts&nbsp;)</strong></p><p><strong>Materials - &pound;685.00+VAT</strong></p><p><strong>Protection - &pound;50.00+VAT</strong></p>', NULL, 3039.00, 3039.00, NULL, NULL, NULL, 1455494400, NULL, 2539, NULL, NULL, NULL, 'Shane Woodcock', 'ShaneWoodcock@gdcmech.com', '07976 091641', 'Project Manager', '2nd floor decoration works to office', 'Nathan Abbey', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2612, '2016-02-16 08:32:44', '2016-03-02 12:31:43', NULL, 27, NULL, 27, 'Quote Sent', 1, '1 Appold Street', NULL, '<ul><li>Operatives to attend site and sign in. &nbsp;Ensure local isolations are in place</li><li>To commence with the laying of protection to the work areas and walking routes</li><li>To erect access equipment&nbsp;</li><li>To commence with the careful removal of localised&nbsp;ceilings for access</li><li>To remove sections of plasterboard/blockwork walls to expose ductwork for access</li><li>To commence with the installation of new fire dampers as per schedule</li><li>On completion, to carry out repairs to removed plasterboard/brickwork walls and apply passive fire protection where required</li><li>To carry out decoration works where required</li><li>To carefully replace sections of removed ceiling</li><li>To remove access equipment&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Breakdown</p><p>Fire Dampers and Materials: &nbsp;&pound;29,650.00</p><p>Engineering Labour (Ductwork Engineers): &nbsp;&pound;19,780.00</p><p>Building Labour: &nbsp;&pound;27,640.00</p><p>Building Materials: &nbsp;&pound;6,650.00</p><p>Access Equipment: &nbsp;&pound;2,700.00</p><p>Protection: &nbsp;&pound;1810.00</p><p>Operating and Maintenance Manual: &nbsp;&pound;1,500.00</p><p>Our total cost to carry out the above works out of normal working hours shall be</p>', NULL, 89730.00, 89730.00, NULL, NULL, NULL, 1455580800, NULL, 2540, NULL, NULL, NULL, 'Graham Cunningham', 'graham@gdcmech.com', '07977 181973', 'Managing Director', 'Installation of New Fire Dampers', 'Rob Hinwood', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2613, '2016-02-16 08:47:45', '2016-04-29 10:38:50', NULL, 29, NULL, 19, 'Paid', 1, 'Citi bank CGC1 level 2', NULL, '<p>1. Operatives to apply protective sheeting to work routes and working areas.<br />2. Supply and install New black Work top and rounded corners, Install chrome<br />breakfast legs as per drawing provided.<br />3. Install black formica back panel to worktop.<br />4. On completion leave work area in clean and tidy.</p><p>&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 850.00, 850.00, NULL, NULL, NULL, 1455580800, NULL, 2541, NULL, NULL, NULL, 'Lee Martin', 'LeeMartin@gdcmech.com', '07507 375242', 'Director', 'Temporary vending area', 'Terry Andrews', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2614, '2016-02-16 11:09:45', '2016-09-06 11:00:20', NULL, 12, NULL, 13, 'Paid', 1, 'Olive Morris House, 18 Brixton Hill, London, SW2 1RD', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>', NULL, 145.00, 145.00, NULL, NULL, NULL, 1455580800, NULL, 2542, NULL, NULL, NULL, '', '', '', '', 'Door to ladies toilet 1st floor is sticking', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2615, '2016-02-16 11:35:50', '2016-06-02 12:40:46', NULL, 29, NULL, 13, 'Paid', 1, 'Tivoli Park, Knights Hill, SE27', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to supply &amp; install new slats to the bench and secure in to place.</li><li>To stain the wood.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;203.94</p><p>Breakdown:</p><p>Materials: &pound;73.94</p><p>Labour: &pound;130.00</p>', NULL, 203.94, 203.94, NULL, NULL, NULL, 1455580800, NULL, 2543, NULL, NULL, '<p>Wood Stain</p><p>175mm bolts x 4</p><p>80mm wood screws</p><p>wooden slats - see woksheet for measurements</p><p>(Tony)</p>', 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'Slat missing on open bench', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL),
(2616, '2016-02-16 11:41:55', '2016-10-07 11:39:34', NULL, 12, NULL, 13, 'Quote Sent', 1, 'Norwood Park, Salters Hill, London, SE19 1DZ', NULL, '<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to grind out square area around bases.&nbsp;</li><li>To break out the metal stands and dispose of.</li><li>To back fill the holes and level.&nbsp;</li><li>To top fill with macadam.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;482.70</p><p>Breakdown:</p><p>Labour: &pound;260.00</p><p>Materials: &pound;102.70</p><p>Plant &amp; Machinery: &pound;120.00</p><p>&nbsp;</p>', NULL, 482.70, 482.70, NULL, NULL, NULL, 1455580800, NULL, 2544, NULL, NULL, NULL, 'Louise Cunningham', 'Louise@gdcmech.com', '', 'Helpdesk Co-ordinator', 'To remove all four mushroom stands', 'Abraham Mensah', 0, NULL, NULL, NULL, NULL, NULL, 'quote', NULL);
