<p><strong>8th floor VAV system works.</strong></p><p>We are assuming that the current VAV system is suitable for the current floor design and is in need of commissioning to that design.</p><p><strong>Split units to modular offices</strong></p><p>the below costs are based on budget figures as we will need to carry out designs on each split unit to each office.</p><ul><li>To carry out a design to each office and spec a split unit</li><li>To carry out builders holes to gain access to 6th floor flat roof.</li><li>External cladding to be made modified</li><li>Safe man system to be in place to work on flat roof</li><li>internal area to have site protection and signage installed</li><li>To install pipe work above ceiling and below floor to gain access to external units.</li><li>to connect pipe work to external and internal units</li><li>communication cabling to be installed between external unit and internal unnits</li><li>Electrical supplies to be installed to external condensers ( building FM&nbsp;&nbsp;to confirm which DB to connect too)</li><li>firestopping&nbsp;material to be installed to newly formed builders holes</li><li>Systems to be commissioned</li><li>All required certification to be issued</li><li>site to be lef clean and tidy</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;88,720.00+VAT</strong></p><p><strong>BREAKDOWN</strong></p><p><strong>Materials and Plant - &pound;58,425.00+VAT</strong></p><p><strong>Labour -&pound;25,500.00+VAT</strong></p><p><strong>Access equipment - &pound;950.00+VAT</strong></p><p><strong>Site Protection &pound;450.00+VAT</strong></p><p><strong>health and safety - &pound;545.00+VAT</strong></p><p><strong>Site supervisor - &pound;2,850.00+VAT</strong></p><p>&nbsp;</p><p><strong>Commissioning work scope</strong></p><p>we envisage the above to take 1&nbsp;no. weekends.</p><ul><li>To install site&nbsp;protection&nbsp;in the form of&nbsp;cordex&nbsp;sheeting to the floor and polythene sheeting to the bank of desks</li><li>Signage and barriers to be installed where&nbsp;required</li><li>To install access equipment (desk spanning towers, towers and steps)</li><li>Ceiling to be removed to access all VAV units</li><li>To commission the primary air and secondary air to all VAV units across the 6th, 7th and 8th floor</li><li>VAV units to be balanced and commissioned to the issued design schematic.</li><li>Ceilings to be reinstated and cleaned where accessed only</li><li>Protection to be uplifted and site left clean and tidy</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;17,934.90</strong></p><p><strong>BREAKDOWN</strong></p><p>Commissioning costs - &pound;14,500.00+VAT</p><p>Ceiling works - &pound;900.00+VAT</p><p>Site Labour -&pound;1,060.00+VAT</p><p>Site Supervision -&pound;924.90+VAT</p><p>O&amp;M manual - &pound;250.00+VAT</p><p>Site protection - &pound;100.00+VAT</p><p>Access equipment - &pound;200.00+VAT</p>