<p>Please find our budget costs as follows based on drawings and specifications issued. We have made an allowance to undertake the project&nbsp;for a duration of 26 weeks. Further to drawings and specifications issued for a more detailed cost site visits will be required.</p><p><strong>Site setup to include (all positioned inside the main warehouse via short ramp by main gate):</strong></p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Site cabin/canteen.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Site WC&rsquo;s.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Temporary water/power/lighting to cabins and site access corridors and works areas internally as outlined below.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Generator for all lighting/power.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Provide full-time Site Manager.</p><p>- &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;SHEQ Advisor&nbsp;</p><p>- &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;Protection &amp; Fencing&nbsp;</p><p>- &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;Props &amp; Strengthening&nbsp;</p><p>- &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;Waste &amp; Transfer&nbsp;</p><p>- &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; Welfare Unit&nbsp;</p><p>- &nbsp;&nbsp; &nbsp; &nbsp; &nbsp; &nbsp;Temp Lighting&nbsp;</p><p>- &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; Temp Power</p><p>Cost &pound;</p><p><strong>Removal of steel supports, strengthening of buttresses and making good of walls and roof timbers:</strong></p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Add concrete foundations to 2no buttresses on East Gable as per spec. Some alterations to existing drain will be required by one buttress.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Build up buttresses as per spec to halfway, remove lower steel supports. Build buttresses to top, and remove remaining steel supports.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Make repairs to large crack in South wall adjacent East Gable as per spec and make good (this is required on both sides with one side accessed from within adjoining room).</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Make repairs to roof timber joists at junction with East Gable using steel brackets as per spec.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Provide all scaffold, access and lifting equipment for the above as required.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Make good to external areas including breaking and removal of concrete support blocks from site.</p><p>Cost &pound;200,000.00</p><p>&nbsp;</p><p><strong>Removal of steel wall ties from South facade and making good of windows:</strong></p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Tie exterior South Facade Wall into concrete 1st floor slab (precautionary structural addition)</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Safely remove all walls ties from within the South Wall facade and internal warehouse wall and make good holes to walls.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Reinstate glazing to match in external windows on South facade only where steel ties removed. Frames do not require any decoration at this stage.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Provide all scaffold, access and lifting equipment for the above as required.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Repair guttering and downpipes in this facade only with like for like only.</p><p>Cost &pound;</p><p><strong>Ramp repairs:</strong></p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Reinstate parapet walls to ramp, allowing for provision of pillars at bottom corners in keeping with Heritage advice (some cost should be allowed for new (old) parapet bricks/top stones to match the existing stored on site if there is a shortfall).</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Strip away and Re-surface the Asphalt to top section of ramp.</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Reinstate cobbles to lower section of ramp as far as new pillars (some cost should be allowed for new (old) cobbles to match the existing stored on site if there is a shortfall).</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Allow costs for making good to South wall of Ramp where the brick wall has bowed and slipped off course). This is extensive work and has currently NOT been requested by Crossrail &ndash; PROVISIONAL sum only).</p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Provide all scaffold, access and lifting equipment for the above as required.</p><p>&nbsp;</p><p><strong>Drainage Survey:</strong></p><p><!--[if !supportLists]-->-&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->CCTV survey of all drains within the site adjacent to the building.</p><p>Cost &pound;</p>