<p>All works listed below to be undertaken during working hours</p><p>Client to keep areas clear of pedestrian and vehicular traffic</p><p>All isolations to be instated by others</p><p>Hot works permits to be issued by client</p><p>This quotation allows for the instatement of 2no concrete ramps&nbsp;ramps</p><p>This quotation allows for 2.5no shifts per each ramp. In total 5no shifts</p><p>All works to be carried out continuously and un-interrupted. Works to be carried out to both ramps concomitantly</p><p>Client to note fire escape to be disabled for the duration of works. Client to make arrangements to divert escape routes</p><p>Client to ensure intruder alarms are disabled/isolated for the duration of each working shift</p><p>This quotation&nbsp;does not allow for concrete slump test</p><p>This quotation does not allow for hand rails or ramp coatings</p><div style="page-break-after: always"><span style="display:none">&nbsp;</span></div><p><strong>Ramp 1:&nbsp;</strong></p><p>1110 Wide</p><p>700 Long</p><p>150 High</p><p><strong>Ramp 2:&nbsp;</strong></p><p>910 Wide</p><p>1800 Long</p><p>180 High</p><p><strong>Work methodology:</strong></p><p>To attend site in&nbsp;working hours and erect all necessary signage and barriers</p><p>Cut out metal drip tray (cladding element) at the bottom of both each door using a angle grinder</p><p>To uplift block paving slabs in front of escape doors to the dimensions specified above, approx.&nbsp;</p><p>To CAT scan affected area to identify any services</p><p>To excavate and prepare&nbsp;subfloor ready to receive hardcore base</p><p>To lay harcore&nbsp;and tampen down using walker to create a base</p><p>To tie into adjacent paving block helixfix bars at 300mm centres&nbsp;and secure with helibond&nbsp;</p><p>To form timber shuttering in preparation of concrete pour</p><p>To prepare concrete mix using mixer on site. Concrete to be at 4:1 ratio</p><p>To pour concrete and form smooth edges</p><p>Client to ensure no pressure is applied to newly laid ramp for 48hrs</p><p>Client to ensure ramp is appropriately signmarked/barriered&nbsp;to prevent access upon completion</p><div style="page-break-after: always"><span style="display:none">&nbsp;</span></div><p>Our total cost to carry out the above stated works in&nbsp;working hours shall be: &pound;3770.00 + VAT</p><p>Please see cost breakdown below:&nbsp;</p><p>Labour: &pound;2800.00</p><p>Materials: &pound;680.00</p><p>Plant: &pound;280.00</p><p>Waste Disposal: &pound;110.00</p><p>&nbsp;</p><p>&nbsp;</p><p>&nbsp;</p><p>&nbsp;</p>