<ul>
	<li>Operatives to apply protective sheeting to work routes and working areas.</li>
	<li>Operatives to fabricate a new timber framed temp hoarding for use on site&nbsp;</li>
	<li>Operatives to erect newly fabricated temp timber hoarding&nbsp;around worksite to prevent dust migration</li>
	<li>Operatives to remove plasterboard from the servery opening&nbsp;</li>
	<li>Operatives to install new 15mm double skinned plasterboard</li>
	<li>Operatives to tape &amp; joint the plasterboard and prepare surfaces for decoration</li>
	<li>Operatives to apply 1no mist coat and 2no top coats of Dulux paint to all newly installed plasterboard</li>
	<li>Operatives to make good to any disturbed surfaces</li>
	<li>Operatives to dissemble temp timber barrier and remove from site</li>
	<li>To produce completed work report upon completion</li>
	<li>Site to be left clean and tidy.</li>
</ul>

<p>&nbsp;</p>

<p>The works below will take place over Friday night, Saturday day, Saturday night &amp; Sunday day</p>
