<p>GDC supervisor and a specialist contractor attended site on 24.05.17 to undertake a survey at high level of the capping to the rear wall of the church. This had been previously arranged and confirmed with Emily Tibbets of Crossrail via Keith Henderson. GDC team arrived on site, undertook a briefing and prepared to commence works. Once at the workface the crane operator / slinger signaller decided that the operation could not be undertaken as they feared causing damage to the wall. &nbsp;The task was postponed whilst further discussion was undertaken between the crane operator and Emily. &nbsp;The operation was then aborted by Crossrail in liaison with Lang O Rourke.</p><p><strong>Breakdown</strong></p><p>Labour: &pound;206.37</p><p>Specalist Contractor: &pound;528.13</p><p>Our total cost to carry out the above works in normal working hours shall be</p>