<p>Please find as follows our quote based on the drawings and specification issued. Our costs are based on the recent surveys undertaken. Based on the these findings, we have made allowance for these works to be undertaken out of normal working hours and weekends over a period of 14 weeks. In conjunction with the installation with have allowed for temporary fire stopping to all penetrations made (until project is completed then we return to fire stop and certificate) we have allowed for the decoration to the surrounds of newly installed access hatches and decoration to other areas where required.</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To provide site supervision and Management.</li><li>To install and install 300 mm Basket and 100 mm x 150 mm trunking, including all fixings and materials required&nbsp;to areas as denoted within the specification and drawings issued.</li><li>To carry out Diamond drill core holes for penetrations associated with the containment installation.</li><li>To carry our fire stopping and certification on new penetrations.</li><li>An allowance for 26 no 450 mm x 450 mm fire rated access hatches.</li><li>To undertake decoration works to match existing.</li><li>To supply &lsquo;As&rsquo; built drawings on completion.</li><li>On completion leave work area in clean and tidy condition.</li></ul><p>&nbsp;</p><p><strong>Price breakdown</strong></p><p>Electrical labour&nbsp;including site deliveries &pound;99,220.00 (14 Weeks &amp; weekends)</p><p>Electrical materials including deliveries &pound;33,206.00</p><p>Multi skilled operatives &pound;13,818.00</p><p>Site Supervision&nbsp;&pound;41,160.00 (14 Weeks &amp; weekends)</p><p>Project management &pound;11,480.00</p><p>Fire stopping materials, Labour &amp; certification &pound;32,608.00</p><p>Diamond core drilling &pound;13,295.00</p><p>Installation of access hatches &pound;9,568.00</p><p>Painting &amp; Decoration works &pound;8,452.00</p><p>Protection/barriers &pound;4,240.00</p><p>Access&nbsp;equipment &pound;4,580.00</p><p>Drawings &pound;150,00</p><p>Waste &pound;2,250.00</p><p>O&amp;M &pound;1,500.00</p><p>&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be &pound;275,527.00</p>