<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Operatives to attend site and sign in.</li><li>Operatives to read and sign RAMS.</li><li>Materials and access equipment to be transported to work area.</li><li>Access equipment to be erected and signage and barriers to be installed.</li><li>2&rdquo; medium gauge cable tray to be installed to suit the new lighting circuit.</li><li>8 no. new 5ft lights to be installed where required ( standard fittings and emergency fittings)</li><li>1 no. new photocell to be installed.</li><li>Steel wired armoured cable ( 1.5mm 4 core) to be installed to cable tray from the local distribution board to the localised, key switch, photo cell and light fittings.</li><li>All circuits components to be terminated correctly making sure terminations are mechanically sound.</li><li>Circuit to have all required tests carried out prior to energising and after energisation.</li><li>Certificate to be issued on completion.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;2,314.12</p><p>Breakdown:</p><p>Labour: &pound;1,320.00</p><p>Materials: &pound;744.12</p><p>Test Certification: &pound;100.00</p><p>Access Equipment: &pound;150.00</p>