<p><span style="text-autospace:none">Please find our quote as follows based on the recent survey undertaken to all the damaged, uneven and broken Paving within numerous areas.</span></p>

<p><span style="text-autospace:none">We have estimated that there are in the region of approximately 550-600 paving slabs/sets that require to be uplifted and re-levelled or replaced, further surrounding paving will also be required to be uplifted to undertake these works.</span></p>

<p><span style="text-autospace:none">Whilst undertaking the survey, we highlighted possibly further existing problems with blocked and damaged drainage. This could be caused by motorised vehicles or other drainage issues which are possibly two of those causes ( we have attached 2 photos of vehicle tyre marks on some of the</span></p>

<p><span style="text-autospace:none">paving). We plan to uplift the paving highlighted on the attached map. The paving will be then set aside. The remaining bedding will be uplifted and removed, this is approximately 70 tons. A new sand/cement bedding will be installed and the gullies reset and realigned. The paving is to then be reinstalled to suit new level. We have allowed for CCTV of the drains to be taken before works commence and also the drains to be cleaned on completion of all the works. The results of the CCTV will be issued for your inspection.</span></p>

<p><span style="text-autospace:none">We envisage these works to be undertaken over 3-4 period.</span></p>

<p><span style="text-autospace:none">We plan to carry out the works over two phases. </span></p>

<p><span style="text-autospace:none">On completion of these 550-600 paving slabs which we will complete in the first phase we will return to site (date to be confirmed) to undertake the 2nd phase.</span></p>

<p><strong>Phase 1:</strong></p>

<ul>
	<li>Erect barriers and warning signage to surrounds of work areas.</li>
	<li>Operatives to uplift trip hazard and sunken paving using slab lifter and&nbsp;set aside.</li>
	<li>Operatives to re-level sub-base and prepare to relay paving slabs.</li>
	<li>Operatives to reinstate existing paving to required levels to match existing surrounds.</li>
	<li>Operatives&nbsp;to fill slab perimeter joints with kiln dried sand.</li>
</ul>

<p><strong>Phase 2:</strong></p>

<ul>
	<li>Erect barriers and warning signage to surrounds of work areas.</li>
	<li>Operatives to uplift slabs and blocks and set aside.</li>
	<li>Excavate and remove sub-base sand / cement bed.</li>
	<li>Reset raised gullies and realignment of mono kerbs in areas a per site survey.</li>
	<li>Operatives to install new sand / cement base, re-level base and prepare to replay paving slabs.</li>
	<li>Operatives to reinstate paving to new required levels to match existing surrounds and correct drainage.</li>
	<li>Operatives to fill slab perimeter joints with&nbsp;kiln dried sand.</li>
	<li>On completion leave work area in clean and tidy condition.</li>
	<li>Uplift protective barriers, signage and repeat process to all affected ares.</li>
	<li>Broken paving and all uplifted sub-base to be removed disposed of via way of safe waste transfer licence. Paving to have cementitious slurry applied to rear prior to be being replayed to aid adhesion to bedding layer. On completion, uplift barriers inspect all walkaways areas and leave site clean and tidy.</li>
</ul>

<p>&nbsp;</p>

<p>&nbsp;</p>
