<ul><li>Operatives to attend site and sign in.</li><li>operatives to read RAMS and sign.</li><li>area to have site protection installed to form encapsulated area.</li><li>plasterboard wall to be exposed to reveal block work.</li><li>new door way to be marked out.</li><li>wall to be supported using props and pins.</li><li>wall including lintel to be cut out.</li><li>lintels to be installed into external and internal walls using packing slate.</li><li>opening to be left secure over night.</li><li>once lintels have set pre fabricated external metal door to be installed</li><li>others to install door control equipment.</li><li>internal walls to be made good to suit new opening.</li><li>decoration works to be carried out as required.</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in normal working hours shall be &pound;4,500.00+VAT</p><p>BREAKDOWN</p><p>Labour - &pound;2,200.00+VAT</p><p>Materials and plant - &pound;2,050.00+VAT</p><p>Waste - &pound;250.00+VAT</p><p>&nbsp;</p><p>PROJECT NOTES:</p><p>it is assumed that we have vehicle access to the work area.</p><p>door spec to be confirmed prior to install ( cost has allowed for door, frame, closer and external dummy handle)</p><p>&nbsp;</p>