<p>Following receipt of the above report as requested we have carried out an evaluation of the remedial works and modification works needed for all the 9 x Sites to bring the relevant scissor lifts up to safety levels required by current regulation.</p><p>We have based our estimation on the repairs and modifications listed for each site and have allowed in our estimate for our designers and safety Manager to visit each site to ensure the design and suitability of any solutions.</p><p>&nbsp;</p><p>Our proposal is as follows:</p><p>&nbsp;</p><p>* On receipt of order , for our designers , electrical engineer and safety manager to visit.</p><p>each of the 9 x off sites to carry out full surveys to enable safety solutions to be agreed , manufacturing drawings for all guarding and items required to be prepared.</p><p>* On approval of the above we would then procure and manufacture all items required for</p><p>each site.</p><p>* On availability of materials our engineers would then attend site and carry out the</p><p>installation of all parts.</p><p>* On completion of the above we would then re commission the lifts carrying out all safety</p><p>checks to ensure compliance.</p><p>* On satisfactory results the lifts would be demonstrated to the client and handed back</p><p>for operational use.</p><p>&nbsp;</p><p>Total price for the above is &pound;176,620.00 + VAT</p><p>Lead times are at present runing at 8-10 weeks from order.&nbsp;</p><p>&nbsp;</p><p><strong>Terms for the above:&nbsp;</strong></p><p>Terms to be agreed</p><p>&nbsp;</p><p><strong>Conditions:</strong></p><p>The above works are quoted subject to our normal terms and conditions, prices are based on normal weekday working 08:00 - 17:00&nbsp;Monday - Friday and assumes uninterrupted access to the machine for the duration of the works we do understand that these are live operations and that it may be required that works need to be carried out in stages to keep machines operational and also out of normal hours working may be required this can be accommodated and additional costs would be agreed on establishment of schedule</p><p>We are have not at this stage allowed for any special site access requirements</p><p>Our total cost to carry out the above works in / out of normal working hours shall be&nbsp;</p>