<p><strong>Building works</strong></p><p><strong>&nbsp;</strong></p><p><strong>Friday evening</strong></p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Operatives to attend site and sign in</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->All required isolations to be in place prior to works starting</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Protection to be installed to floor areas, desks and lift which will be used to transport tools and materials</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Glass partitions to large office to be removed and taken off of site</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Damaged sound proofing material above bulk head to be removed</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Walls and ceiling bulk head to be made good using easy fill</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Walls and ceilings bulk heads only to be prepared for painting</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Isolations to be reinstated</p><p><strong>Saturday</strong></p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Operatives to attend site and sign in</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->All required isolations to be in place</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Free issued carpet tiles to be installed to area where partitions where removed (approximately 30 tiles)</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Walls and ceilings to be rubbed down and a second coat of filler to be applied if needed (110V blow heater to be onsite)</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Walls and ceiling bulk heads only to have 2 no. coats of paint (paint spec to be agreed)</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Ceiling bulk head feature to be painted throughout area as there are no shut off points</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Site to be left clean and tidy</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Isolations to be reinstated</p><p><strong>Our cost to carry out the above building works out of hours shall be &pound;2,632.00+VAT</strong></p><p><strong>Breakdown:</strong></p><p><strong>Labour - &pound;1,932.00+VAT&nbsp;&nbsp; (2no. Labourer&rsquo;s shifts @&pound;290, 3 no. decorators shifts @&pound;384 and 1 no. floor layers half shift @&pound;200)</strong></p><p><strong>Materials - &pound;350.00+VAT</strong></p><p><strong>Waste -&pound;250.00+VAT</strong></p><p><strong>Protection -&pound;100.00+VAT</strong></p><p><strong>&nbsp;</strong></p><p><strong>Electrical work</strong></p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Operative to attend site and sign in</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Commence with making way to work area</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Existing power module to be removed from desk management in large office</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->New desk layout to be set by others</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->1 no. floor grommet, 1 no. non ups desk module with track lead and 1 no. ups power module with track lead to be installed to each desk <strong>(power modules and track leads will take 15 working days lead time due to track leads being discontinued) </strong></p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Power modules to have earth bonds connected to metal housing of desk management</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Existing grommet and power module within AV room to be relocated to accommodate av equipment</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Existing floor box within Av room to be relocated to underneath av meeting room table.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->If floor tracks cannot be isolated then live readings only will be taken.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Site to be left clean and tidy.</p><p><strong>Our total cost to carry out all of the electrical works out of normal working hours shall be &pound;2,036.00+VAT</strong></p><p><strong>Breakdown:</strong></p><p><strong>Labour &pound;386.00+VAT</strong></p><p><strong>Material - &pound;1,650.00+VAT</strong></p>