<p>operatives to attend site and sign in</p><p>to repair 9th , 8th, 7th and ground floor ceilings<br />to include<br />re-level all four floors where ceiling more than 20mm out of level<br />to rehang with emac hangers and bar clips all areas where hangers missing or replaced with wire<br />to back fix linier grill elevation with ceiling to stop grid pulling away from trims and potentially falling<br />to correctly join main bar where sub standard materials used<br />to recut tiles in where they are cut short<br />&nbsp;<br />to complete this works will take 6 men Saturday and Sunday&nbsp; over three weekends<br />&nbsp;<br />the 9th floor one weekend<br />8th the next and 7th and ground the week&nbsp;after ( not as much work on 7th and ground so can do in same weekend &nbsp;)<br />&nbsp;<br />this includes to protect working area as we go and clean after we have finished<br /><br /><br />Our total cost to carry out the above works out of normal working hours shall be &pound;16,865.00+VAT</p><p>Breakdown</p><p>Labour&nbsp;- &pound;12,600.00+VAT ( 36 NO. CEILING FIXER SHIFTS)</p><p>materials - &pound;795.00+VAT</p><p>Access equipment - &pound;600.00+VAT</p><p>Protection - &pound;300.00+VAT</p><p>Accomodation , food allowance and travelexpenses - &pound;2,570.00+VAT</p>