<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To isolate the existing electrical supply to the entrance gates.&nbsp;</li><li>To following through CAT scanning excavate the ground ready&nbsp;to receive&nbsp;new SWA cable on a pre arranged route.&nbsp;</li><li>To cover excavations as works progress.</li><li>To on completion of the excavations install new SWA&nbsp;cable and surround in a soft sand.&nbsp;</li><li>To place directly over the cable &quot;warning Tape&quot;.</li><li>To back fill trench with good clean aggregate and compact the some.&nbsp;</li><li>To concrete the excavations minimum depth 150mm leaving the concrete 30mm from the finished tarmac level.&nbsp;</li><li>To install tarmac cold lay topping to finish.&nbsp;</li><li>Where the cable passes through varying ground types the finish will be to match the existing.&nbsp;</li><li>Cleat the&nbsp;SWA&nbsp;cable along the outside of the building to the road.&nbsp;</li><li>Drill a hole through the wall to the distribution board.</li><li>Seal the hole with silicone sealant.&nbsp;</li><li>Install cable duct from the end of the building to the pillar (within trench to be dug).&nbsp;</li><li>Pull the&nbsp;SWA&nbsp;through the duct.</li><li>Isolate the existing cable</li><li>Disconnect the existing cable and cut off where safe</li><li>Connect new&nbsp;SWA&nbsp;within the pillar to a FSU</li><li>Terminate the&nbsp;SWA&nbsp;within the distribution board within the building using a&nbsp;16a&nbsp;RCBO</li><li>?Test the installation.</li><li>Electrical&nbsp;Certification to be issued upon completion.&nbsp;</li><li>To clear all debris from site upon completion.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be &pound;7,775.00</p><p>Breakdown:</p><p>Labour: &pound;4,480.00</p><p>Materials: &pound;1,945.00</p><p>Plant &amp; Machinery: &pound;950.00</p><p>Waste: &pound;400.00</p>