<ul><li>Signage and barrier sto be installed.</li><li>Existing checker plate ramps to be uplifted and set to one side ( to be disposed by client)</li><li>Carefully CAT scan the work area to check for services.</li><li>using a concrete saw to cut into the existing slab at the junction of the existing and newly proposed ramp.</li><li>To remove the existing concrete in order to allow a minimum&nbsp;depth of 100mm&nbsp;to the new ramp.</li><li>To drill in the existing concrete and chemically fix steel rods.</li><li>To affix A142&nbsp;mesh to newly installed steel rods.</li><li>Wooden&nbsp;shuttering to be installed to for ramp.</li><li>E20 fibrous concrete&nbsp;to be poured to form new ramp.</li><li>Edges to be chamfered&nbsp;as agreed.</li><li>Concrete slab to have a tamped finish.</li><li>Concrete left to cure.</li><li>shuttering to be removed and edges polished.</li><li>Site to be left clean and tidy.</li></ul><p>we envisage the above works to take 10 working days</p><p>Our total cost to carry out the above works in normal working hours shall be &pound;11,900.00+VAT</p><p>BREAKDOWN</p><p>Labour&nbsp;- &pound;6,300.00+VAT</p><p>Materials - &pound;5,250.00+VAT</p><p>Waste - &pound;350.00+VAT</p>