<ul>
	<li>Install new fittings and down pipe work to accommodate new position of soak away.</li>
	<li>Operatives to commence with excavating a new trench and new soak away .</li>
	<li>Install shuttering to perimeter of soak away base and pour concrete to in preparation to construct &lsquo;Steinbrick&rsquo; honeycomb soak away.</li>
	<li>Install pea shingle within trench and new pipe work within newly dug trench connecting to down pipe and terminating within the constructed soak away, test guttering and pipe work for leaks before constructing soak away concrete &lsquo;lid&rsquo;.</li>
	<li>Apply shuttering and commence constructing soak away lid, install mesh and rebar, pour concrete.</li>
	<li>Once dry, back fill trench and compact.&nbsp; &nbsp; &nbsp; &nbsp;</li>
	<li>&nbsp;Trench to run 5 meters from property and 2.5 meters from boundary lines</li>
	<li>Soak away to be excavated to a depth of 1 meter</li>
	<li>Site to be left clean and tidy.</li>
</ul>

<p>&nbsp;</p>

<p>Labour &pound;2,123&nbsp;( 2 men x 3&nbsp;days) 2 bricklayers x 1 day.&nbsp;</p>

<p>Materials &pound;686.00</p>

<p>Plant &pound;391.00</p>

<p>Waste &pound;245.00</p>

<p>&nbsp;</p>

<p>&nbsp;</p>

<p>*Please get Lee to check this before sending*&nbsp;</p>

<p>&nbsp;</p>

<p>&nbsp;</p>
