<p>To provide materials and labour for the protection of 8 number passenger&nbsp;escalators within canary wharf station in accordance with the mock up agreed on the 26/07/2016.Our quotation allows&nbsp;for labour and materials to protect escalator 10,11,12,13 during the first visit, then dismantle and relocate the escalator protection to escalators 14,15,16,17 during a second attendance visit.At completion of the works all materials to be removed and to be left&nbsp;in clean condition.</p><ul><li>to deliver materials into canary wharf contractors compound&nbsp;&nbsp;(out of working hours) and transfer to -1 platform.</li><li>Operatives to load out materials to platform levels.</li><li>Operatives to apply bubble wrap protection to glass and balustrades on escalators.&nbsp;</li><li>Install corex protection to full length of escalators.</li><li>Apply Monoflex&nbsp;sheeting to escalator stair area.</li><li>Operatives to protect&nbsp;floor treads&nbsp;with 18&nbsp;mm fire rated plywood sheeting and stair risers with 8mm plywood fixed with fire rated battens.</li><li>Apply 100 mm Kings&nbsp;pan insulation protection to central&nbsp;consul&nbsp;between escalators.</li><li>On completion of works materials to be dismantled and transferred to -1 for collection ( to be transferred from - 1 out of working hours).</li><li>On completion site to be left clean and tidy.</li></ul><p><strong>Price breakdown</strong></p><p><strong>Materials </strong></p><p>Fire rated&nbsp;plywood and battens&nbsp;&pound;3906.00&nbsp;&nbsp;Kingspan &pound;1289.00 Bubble wrap and monoflex&nbsp;&pound;1270.00 Corex &amp; tape&nbsp;&pound;948.00</p><p><strong>&pound;7413.00</strong></p><p><strong>Stage 1 visit 1&nbsp;</strong></p><p><strong>Labour</strong></p><p>Delivery and transportation of materials to -1 platform 2 vehicles 4 operatives 1 night&nbsp;</p><p><strong>&pound;812.00&nbsp;Labour&nbsp;/transport &pound;280.00 </strong>= <strong>&pound;1092.00&nbsp;</strong></p><p><strong>3&nbsp;men to load out materials on the 2 platform levels</strong><strong><strong>&nbsp;&pound;630.00</strong></strong></p><p><strong>North escalator 10 and escalator 11</strong>&nbsp;Labour&nbsp;2 carpenters and 2no multi skilled operatives.3 days per pair of escalators <strong>&pound;2982.00&nbsp;</strong></p><p><strong>West escalator 12&nbsp;and escalator 13&nbsp;</strong>Labour&nbsp;2 carpenters and 2no multi skilled operatives.3 days per pair of escalators <strong>&pound;2982.00&nbsp;</strong></p><p>&nbsp;</p><p><strong>Stage 2 visit 2</strong></p><p>Dismantle and relocate to area of escalator 14,15,16 &amp; 17 Labour&nbsp;4 men 2&nbsp;days <strong>&pound;1680.00</strong></p><p><strong>North&nbsp;escalator 14&nbsp;and escalator 15 </strong>Labour&nbsp;2 carpenters and 2no multi skilled 2no days <strong>&pound;1739.00</strong></p><p><strong>South escalator 16 and escalator 17&nbsp;</strong>Labour&nbsp;2 carpenters and 2no&nbsp;multi skilled 2no days <strong>&pound;1739.00</strong></p><p>On completion 4 men 1 day to transfer to -1 <strong>&pound;840.00</strong></p><p>Night time collection 2 vehicles 4 operatives 1 night <strong>&pound;812.00&nbsp;</strong>Transport <strong>&pound;280.00</strong> Waste <strong>&pound;300.00</strong></p><p>Gdc Supervisor of Labour <strong>&pound;3264.00</strong></p><p>&nbsp;</p><p>&nbsp;</p><p>&nbsp;</p><p>&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>