<p>Please find our budget costs&nbsp;as follows based on our recent survey of the rear garden walls, fences, canopies and gardens. &nbsp;We have included budget&nbsp;costs to demolish existing walls, remove existing divided fencing and remove and replace the existing canopies. &nbsp;We have also allowed a budget cost to excavate and install new foundations for new walls. &nbsp;We have made an allowance for a welfare unit and temporary secure area for materials. &nbsp;We envisage the works to be carried out over a 2-3&nbsp;week period. &nbsp; &nbsp;&nbsp;</p><p><strong>1. Removal of Wall and Canopy</strong></p><ul><li>To erect safe working access scaffolding in order to reach the canopy roofs.</li><li>To carefully remove the existing defective roof and dispose of.</li><li>To further carefully remove the steel support poles and make good to ground surface.</li><li>To remove existing lead flashing from the house abutment.</li><li>To take down scaffolding upon completion.</li><li>To remove existing attached fence panel and set aside.</li><li>To uplift existing paving slabs and set aside.</li><li>To remove any ornamental brackets or other ornaments.</li><li>To manually demolish the existing brick wall and dispose of.</li></ul><p><strong>2. Wall Construction</strong></p><ul><li>Commence with the controlled demolition of existing double skinned brickwork dividing walls, due to the vicinity of the walls to the windows and doors, additional protection wil be used, walls to be demolished manually.</li><li>New Walls are to consist of double brick (9 inch) brickwork on a bed of sand cement mix. &nbsp;Walls to have creasing tile profile to match existing.&nbsp;</li><li>To re-construct the brickwork to the same dimensions and specification as previous using LBC Dapple Lights to the main structure with a double layer of clay tile creasing, Staffordshire Blue engineering brick on edge to finish.</li><li>To install a polysulphide mastic join to the new brick wall house abutment.</li></ul><p><strong>3. Canopy Construction</strong></p><ul><li>To re-erect access scaffolding.</li><li>To re-construct roofs over as previous using 100 x 50mm regularised treated softwood doubled for the main support beam, supported on a newly fabricated gallows bracket to be resin anchored to the main building.&nbsp;</li><li>A 100 x 50mm timber wall plate to be affixed by resin anchors to the main wall and joists of the same size to be fixed between the main support beam and the wall plate.</li><li>To install 18mm thick exterior grade plywood to the top of the new joists to form roof decking.</li><li>To the rear abutment of the roof with the house and the 2 sides fix 50 tilt fillet.</li><li>To install softwood treated fascia board to 3 sides of the new roof.</li><li>To the underside of the new roof fix a new 18mm plywood soffit.</li><li>To the fascia board, soffit and gallows bracket apply 3 coats of oil based paint.</li><li>To apply 3 layers of high performance felt to the new roof. &nbsp;Finished layer green mineral.&nbsp;</li><li>To re-install lead flashing to the abutment of the roof and the house wall and seal with polysulphide mastic.</li><li>To take down access scaffolding.</li><li>To re-instate any disturbed pavings or patios.</li><li>To clear site upon completion.</li></ul><p><strong>4. Foundations</strong></p><p>On exposure of the existing foundation if proved to be either defective or inadequate.</p><ul><li>To remove existing concrete foundation and dispose of waste.</li><li>To excavate new foundation to correct dimension and dispose of spoil.</li><li>To place new C60 concrete to new foundation and finish level to a maximum finish height not exceeding 150mm below the main structure D.P.C.</li></ul><p><strong>Breakdown</strong></p><p>Removal of wall and canopy: &pound;4,425.00</p><p>Construction of walls: &pound;14,230.00</p><p>Construction of canopies: &pound;11,344.00</p><p>Foundations: &pound;3,966.00</p><p>Site set up and compound: &pound;3,171.00</p><p>Site management: &pound;4,950.00</p><p>Health and Safety: &pound;637.00</p><p>Waste disposal: &pound;1,280.00</p><p>Access equipment: &pound;1,630.00</p><p>Barriers and&nbsp;protection: &pound;730.00</p><p>Our total cost to carry out the above works in/out of&nbsp;normal working hours shall be</p>