<p><strong>decoration Works to the below areas.</strong></p><p><strong>Conference room= approximately 64&nbsp;square meters</strong></p><p><strong>Ian Clarkes office = approximately 40 square meters</strong></p><p><strong>Steve Dunne office = approximately 40 square meters</strong></p><p><strong>lobby area = approximately 30 square meters</strong></p><p><strong>reception area = approximately 50 square meters</strong></p><p><strong>lobby toward security area from reception = approximately 57 square meters</strong></p><p><strong>printer room = approximately 45 square meters</strong></p><p><strong>office 3 = approximately 33 square meters</strong></p><p>&nbsp;</p><ul><li>operatives to attend site and sign in</li><li>all areas to have furniture removed or set to one side by eastgate&nbsp;staff (works&nbsp;can be phased to reduce any inconvenience)</li><li>walls and working areas to be prepared for painting</li><li>2 no. coats of dulux magnolia to be applied to all walls</li><li>once paint has dried masking tape and protection to be removed</li><li>site to be left clean at the end of each shift</li><li>areas to be signed off with client on completion</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;3,410.50</strong></p><p>&nbsp;</p><p><strong>Ceiling removal and install to conference room, Ian Clark&nbsp;office and Steve Dunne&nbsp;office.</strong></p><p>it is assumed that these works are completed over one&nbsp;weekend</p><ul><li>operatives to attend site and sign in.</li><li>eastgate staff to escort operatives to work area.</li><li>work area to have protection installed ( would recommend personal belongings to be removed from site)</li><li>eastgate engineers to isolate and disconnect any smoke detectors</li><li>gdc electrician to isolate and strip out existing&nbsp;lighting in conference room and 2 no. offices</li><li>existing ceiling to be removed ( it is assumed that there is no asbestos within the ceiling materials or void)</li><li>electricians to reconfigure lighting wiring to suit new layout (multi way klik boxes to be installed</li><li>new 15mm&nbsp;suspended grid ceilings to be installed to conference room and 2 no. offices</li><li>new 600mm by 600mm modular recessed lights to be installed to the new ceiling and connected to newly installed klik modules</li><li>modified circuits to have all required tests carried out and certificates issued on completion</li><li>site to be left clean and tidy at the end of each shift.&nbsp;</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;6,540.00+vat</strong></p><p><strong>Breakdown</strong></p><p><strong>Electrical Labour - &pound;1,200.00+VAT ( 2 no. electrician shift@350 and 2 no. electricians mates shifts @250)</strong></p><p><strong>Electrical Materials -&pound;2,350.00+VAT</strong></p><p><strong>Ceiling fixer labour - &pound;1,050.00+VAT ( 3 no. fixers shifts @350)</strong></p><p><strong>Ceiling Materials - &pound;1,940.00+VAT</strong></p><p><strong>Access equipment - &pound;250.00+VAT</strong></p><p>&nbsp;</p><p>&nbsp;</p>