<p>Whilst undertaking the installation of fire barriers throughout the IPCCTV project we undertook a survey of the exisiting fire barriers within the local proximity of the installation on Levels 1-7 of Winchester House. &nbsp;We have found that there are many open penetrations in compartments which leads to the building being non-compliant and currently in breach of The Building Regulations 2010 Approved Document B. We have included a selection of photographs of the breaches within various areas and floors and are in possession of the full list of breaches found.&nbsp;</p><p>To upgrade the fire stopping and undertake the breached works within these areas, please find as follows a budget costs to undertake these works.</p><p>Budget Breakdown</p><p><strong>Level 1 &nbsp;- </strong>Total Cost:&nbsp; &pound;9,590.44</p><p><strong>Level 2 </strong>&ndash; Total Cost:&nbsp; &pound;10,945.08</p><p><strong>Level 3</strong> &ndash; Total Cost:&nbsp; &pound;12,975.08</p><p><strong>Level 4</strong> &ndash; Total Cost:&nbsp; &pound;12,758.18</p><p><strong>Level 5</strong> &ndash; Total Cost:&nbsp; &pound;12,972.81</p><p><strong>Level 6</strong> &ndash; Total Cost:&nbsp; &pound;13,877.37</p><p><strong>Level 7</strong> &ndash; Total Cost:&nbsp; &pound;11,991.37</p><p><strong>Waste </strong>- <strong>&nbsp;</strong>Total Cost:&nbsp; &pound;835.00</p><p><strong>Ceiling fixer-</strong> Total Cost:&nbsp; &pound;4,554.00</p><p><strong>Access equipment- </strong>Total Cost:<strong> </strong>&pound;3,784.00</p><p><strong>Protection -</strong> Total Cost:<strong> </strong>&pound;1,446.00<strong> &nbsp;</strong></p><p><strong>Operating &amp; Maintenance Manual</strong> <strong>&amp; Administration</strong> Total Cost:&pound;1,865.00</p><p><strong>Budget Total Cost: &pound;97,594.33</strong>&nbsp;&nbsp;</p><p>We have included within our costs for a Project Manager, site supervisor, fire stopping engineers, ceiling specialists and labourers.&nbsp; We also have made allowances for our office administrator who will collate the ongoing progress and information for presentation and weekly project meetings. We will provide a full document with before and after photographs. A health and safety advisor who will develop&nbsp; the risk assessments and method statements for the work and carry out random unannounced site inspections throughout the project. &nbsp;An operating and and maintenance administrator to collate ongoing manual information for completion and presentation to Deutsche Bank in electronic and hard copy format.</p><p>All fire stopping remedial works to be installed will conform to the following standards where applicable:</p><ul><li>The Building Regulations 2010 Approved Document B</li><li>ASFP &ndash; Fire Stopping and Penetration Seals for the Construction Industry</li></ul><p>All fire compartments undertaken will be issued with an IFC certificate of conformity.&nbsp;</p><p>Within our costs we have allowed for protection to existing flooring, temporary protection to work areas and secure and safe work routes with barriers and signage.&nbsp; All Access equipment and waste transfer and safe disposal of removed materials.</p><p>All of our operatives have (national)SC and Deutsche Bank clearance.&nbsp; All carry a Deutsche Bank photo pass and are fully conversed in the Deutsche Bank permit to work system, works request system and security &nbsp;and engineering protocols.</p>