<ul>
	<li>Costs relate to multiple site vists and stand downs .</li>
	<li>Project manager and health and safety manager visited site multiple times to attend briefings and meetings.</li>
	<li>Operatives including supervisor were requested to attend on Tuesday 2nd April at 07.00 to remove the existing security lock and replace with 2 no. high security chains and padlocks to secure the site from unauthorised access due to Crossrail taking ownership of the land.</li>
	<li>At 09.00 operatives were stood down, requested to remove security locks, replace the original locks and permit access to Network Rail teams.&nbsp;</li>
	<li>They were then to leave site and await further instructions from Engie.</li>
	<li>Within the specialist materials are specialist cutting blades purchased specifically to fit hired rail cutters.&nbsp;</li>
</ul>

<p><strong>Breakdown</strong></p>

<p>Labour: &pound;3,316.47</p>

<p>Materials: &pound;1,594.40</p>

<p>Our total cost to carry out these works in hours shall be<strong>&nbsp;+ VAT</strong></p>
