<ul><li>Operative to attend site and sign in</li><li>Ensure protective sheeting and warning signage is in stalled</li><li>Construct temporary barriers within the spin room and plant room</li><li>Erect access equipment within work areas, (we have allowed for scaffolding and tower access)</li><li>Inspect Wall thickness and report finding to L+C</li><li>Inspect block type and strength and report findings to L+C</li><li>Inspect head restraints and report findings to L+C</li><li>Removal all cracked blocks and replace with solid whole blocks.&nbsp; New blocks to be the same density and strength as existing</li><li>Repoint the mortar joints</li><li>Install 2x 170x80x8 WP2 Ancon wind posts at approximately 4m centres as shown on sketch number 32518/SK/BR/02</li></ul><p>Install one post at a time in the sequence below &ndash;</p><ul><li>Tooth out a two-block wide slot for the full height of the wall panel</li><li>Install the 170x80x8 WP2 by bolting to the slab below using 2M12 (8.8) Hilti HST-3 Expansion Anchors and the structure above using an angle cleat with 2M12 (8.8) bolts and 2x64mm slotted holes (in the vertical direction) and 2M12 (8.8) bolts to the underside of the steel beam</li><li>Reconstruct the block work, installing the wall ties at every other block and ensuring that there are de-bonding sleeves on every tie</li><li>Install 15mm joint filler either side of the wind post and seal with fire sealant mastic on the spin room side</li><li>On the plant room side, cover the wind post with fire board screwed to the existing block work</li><li>Internal wall of spin room to be paint and decorated on completion to match existing</li><li>&nbsp;On completion of inspection and sign off of works by L+ C, commence with the removal of all scaffolding and access equipment</li><li>Uplift all protection and remove all protective barriers.</li></ul><p>&nbsp;</p><p>Our total cost to carry out the above works in normal working hours shall be</p><p>&nbsp;</p>