<p><strong>Level 9&nbsp;</strong></p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Apply cling-film protection to carpet area with one layer of corex&nbsp;</li><li>Apply corex to wall areas&nbsp;</li><li>Install temporary plasterboard&nbsp;protective partitions with access doors for designated work area.</li><li>Apply 2no coats of Dulux&nbsp;ral 9016 emulsion to temporary partition.&nbsp;</li><li>Drill 6no 200mm core holes through riser wall and adjacent wall routes as per survey, temporary seal whilst works are in progress.&nbsp;</li><li>Support ceiling grid</li><li>Remove ceiling tiles, noggings and hangers to accommodate new bulkhead</li><li>Install new hangers to structural slab and form new M/F plasterboard bulkhead as per drawing dimensions (2000&nbsp;mm&nbsp;x 2400&nbsp;mm approx)</li><li>Install new perimeter ceiling trim and reconfigure suspended ceiling to newly installed bulkhead&nbsp;</li><li>Tape and joint bulkhead (Dry line)&nbsp;</li><li>Electrician to cut and install 2 directional spotlights to new bulkhead&nbsp;</li><li>On completion lightly sand down ready to receive decoration&nbsp;&nbsp;</li><li>Apply 2no coats of Dulux Emulsion (Colour code to be confirmed by client)</li><li>Allowance to paint walls within designated work area.</li><li>Carry out fire&nbsp;stopping to all new penetrations and certify.&nbsp;</li></ul><p><strong>Roof Area&nbsp;</strong></p><ul><li>Operatives to apply protective sheeting&nbsp;to work routes and working areas.</li><li>Carefully remove 2no concrete blocks for new pipework to be installed</li><li>On completion reinstate blocks and make good&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Plant Room</p><ul><li>Operatives to apply protective sheeting&nbsp;to work routes and working areas.</li><li>Carpenter to construct protective frame to pipework&nbsp;using 100 mm x 50 mm with 18 mm wbp plyboard as per survey&nbsp;</li><li>On completion remove all debris, dismantle temporary partition and leave work area in a clean and tidy condition&nbsp;</li></ul><p><strong>Level 7&nbsp;</strong></p><p>&nbsp;</p><ul><li>Operatives to apply protective sheeting&nbsp;to work routes and working areas.</li><li>Apply cling-film protection to carpet area with one layer of corex&nbsp;</li><li>Apply&nbsp;corex&nbsp;to wall areas&nbsp;</li><li>Install temporary protective plasterboard partitions with access doors for designated work area.&nbsp;</li><li>Apply 2no coats of&nbsp;Dulux&nbsp;ral 9016&nbsp;emulsion to temporary partition.&nbsp;</li><li>Drill 6no&nbsp;200mm&nbsp;core holes through riser wall and adjacent wall routes as per survey&nbsp;</li><li>Support ceiling grid</li><li>Remove ceiling tiles,&nbsp;noggings&nbsp;and hangers to accommodate new bulkhead</li><li>Install new hangers to structural slab and form new M/F plasterboard bulkhead as per drawing dimensions (6000&nbsp;mm&nbsp;x 3600&nbsp;mm&nbsp;approx)</li><li>Install new&nbsp;perimeter&nbsp;ceiling trim and reconfigure suspended ceiling to newly installed bulkhead&nbsp;</li><li>Tape and joint bulkhead (Dry line)&nbsp;</li><li>Electrician to cut and install 2 directional spotlights to new bulkhead&nbsp;</li><li>On completion lightly sand down ready to receive decoration&nbsp;&nbsp;</li><li>Apply 2no coats of&nbsp;Dulux&nbsp;Emulsion (Colour&nbsp;code to be confirmed by client)</li><li>Allowance to paint walls within&nbsp;designated&nbsp;work area.</li><li>Carry out&nbsp;fire&nbsp;stopping&nbsp;to all new penetrations and certify.&nbsp;</li></ul><p>Floor works to DFU Crac units on level 7 and 8</p><p>Install pedestals and cut free issue tiles to removed DFU units and provide air tight seal to new&nbsp;.(This&nbsp;element&nbsp;has been&nbsp;quoted&nbsp;to repair a pair of units on a single&nbsp;attendance.total 4no visits.</p><p>&nbsp;</p><p><strong>Level 1 site office&nbsp;</strong></p><p>Install pedestals and cut free issue tiles to removed DFU units and provide air tight seal to new&nbsp;.(This element has been quoted&nbsp;to repair a pair of units on a single attendance.</p><p>Supply and install temporary metal stud single skin plasterboard&nbsp;partition&nbsp;Approx&nbsp;14.000&nbsp;mm L x 9000 mm W x 2400 mm H</p><p>Supply and install door blank and frame fitted with key lock.</p><p>Apply 2no coats of Dulux&nbsp;Ral 9016 vinyl matt emulsion to wall area.</p><p><strong>Option 1 </strong>lay and tape corex sheeting to floor area 112&nbsp;m2</p><p>Dismantle and transfer waste from site for safe disposal..</p><p>On completion dismantle partition and clear debris from site.</p><p>&nbsp;</p><p><strong>Price breakdown</strong></p><p><strong>Protection &pound;380.00</strong></p><p><strong>Temporary partitions &pound;2035.00</strong></p><p><strong>Bulkheads &amp; suspended ceiling reconfiguration &pound;2960.00</strong></p><p><strong>Dry lining and decoration &pound;2220.00</strong></p><p><strong>Diamond drilling core holes &pound;860.00</strong></p><p><strong>Roof blockwork&nbsp;&pound;350.00</strong></p><p><strong>Fire&nbsp;stopping&nbsp;&pound;920.00</strong></p><p><strong>Access floorings &pound;1800.00&nbsp;4no visits</strong></p><p><strong>Level 1 office partitions &nbsp;decorations, floor corex&nbsp;&pound;2962.00</strong></p><p><strong>Carpentry &nbsp;to pipe&nbsp;work &pound;520.00</strong></p><p><strong>Decommission site office and waste transfer &pound;780.00</strong></p><p>&nbsp;</p><p>&nbsp;</p><p>&nbsp;</p><p>&nbsp;</p><p>&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>