<table border="0" cellspacing="0" cellpadding="0" align="left" style="width:521.15pt"><tbody><tr><td>&nbsp;</td><td><p><strong>THAMES PLACE, 3 LOWER THAMES STREET</strong></p></td><td>&nbsp;</td></tr><tr><td>&nbsp;</td><td><p><strong>RECEPTION AREA &ndash; NEW REVOLVING DOORS </strong></p></td><td><p><!--[if gte vml 1]><v:shapetype<br />
   id="_x0000_t75" coordsize="21600,21600" o:spt="75" o:preferrelative="t"<br />
   path="m@4@5l@4@11@9@11@9@5xe" filled="f" stroked="f"><br />
   <v:stroke joinstyle="miter"></v:stroke><br />
   <v:formulas><br />
    <v:f eqn="if lineDrawn pixelLineWidth 0"></v:f><br />
    <v:f eqn="sum @0 1 0"></v:f><br />
    <v:f eqn="sum 0 0 @1"></v:f><br />
    <v:f eqn="prod @2 1 2"></v:f><br />
    <v:f eqn="prod @3 21600 pixelWidth"></v:f><br />
    <v:f eqn="prod @3 21600 pixelHeight"></v:f><br />
    <v:f eqn="sum @0 0 1"></v:f><br />
    <v:f eqn="prod @6 1 2"></v:f><br />
    <v:f eqn="prod @7 21600 pixelWidth"></v:f><br />
    <v:f eqn="sum @8 21600 0"></v:f><br />
    <v:f eqn="prod @7 21600 pixelHeight"></v:f><br />
    <v:f eqn="sum @10 21600 0"></v:f><br />
   </v:formulas><br />
   <v:path o:extrusionok="f" gradientshapeok="t" o:connecttype="rect"></v:path><br />
   <o:lock v:ext="edit" aspectratio="t"></o:lock><br />
  </v:shapetype><v:shape id="Picture_x0020_1" o:spid="_x0000_s1026" type="#_x0000_t75"<br />
   alt="https://emealocalfm.com/SiteAssets/logo.png"<br />
   href="https://intranet.cbre.com/" style='position:absolute;margin-left:0;<br />
   margin-top:0;width:94.5pt;height:24pt;z-index:251658240;visibility:visible;<br />
   mso-wrap-style:square;mso-width-percent:0;mso-height-percent:0;<br />
   mso-wrap-distance-left:9pt;mso-wrap-distance-top:0;<br />
   mso-wrap-distance-right:9pt;mso-wrap-distance-bottom:0;<br />
   mso-position-horizontal:absolute;mso-position-horizontal-relative:text;<br />
   mso-position-vertical:absolute;mso-position-vertical-relative:text;<br />
   mso-width-percent:0;mso-height-percent:0;mso-width-relative:page;<br />
   mso-height-relative:page' o:button="t"><br />
   <v:fill o:detectmouseclick="t"></v:fill><br />
   <v:imagedata src="file:///C:\Users\ALINMA~1\AppData\Local\Temp\msohtmlclip1\01\clip_image001.png"<br />
    o:title="logo"></v:imagedata><br />
  </v:shape><![endif]--><!--[if !vml]--><!--[endif]--></p><table border="0" cellspacing="0" cellpadding="0"><tbody><tr><td>&nbsp;</td></tr></tbody></table></td></tr><tr><td>&nbsp;</td><td><p><strong>TENDER SUMMARY </strong></p></td><td>&nbsp;</td></tr><tr><td>&nbsp;</td><td>&nbsp;</td><td>&nbsp;</td></tr><tr><td><p><strong>1</strong></p></td><td><p><strong>CONSIDERATIONS</strong></p></td><td><p><strong>&nbsp;Cost &pound; </strong></p></td></tr><tr><td>&nbsp;</td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>The contractor is advised that while every care has been taken to list in this schedule the items of work shown on the drawings it may be incomplete and he is therefore to determine for himself the full extent of the works contained within the specifications and drawings and to price the items in this schedule accordingly. No extras will be entertained for the execution of work that is not included in the schedule but which could reasonably have been inferred from the information provided.</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>Where an item involves alteration, demolition, etc the Contractor is to allow fully for everything involved in executing that work including but not limited to making good all adjacent surfaces to match existing etc.</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>Where it is necessary to terminate or alter services to carry out the work the contractor is to ensure that such termination or alteration does not affect the integrity of the remaining systems and that they continue to function normally. The Contractor should allow for any temporary work that may be required to ensure the continuity of the services.</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>THE WORKS COMPRISE</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>Provision of new revolving doors and associated works to the facade&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>Works in the existing reception area; new entrance matting, new floor tiling, modifications to the existing meeting room layout as outlined in the specification and schedule of work herein.&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>2</strong></p></td><td><p><strong>PRELIMS</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>To make the relevant FULL Plans application via approved inspector service including all consultation time and site meetings. Price dependant on size and scope of project)&nbsp;<br />The contractor shall engage with a structural engineer to review the proposed works and to report on the site to ensure the structure is not compromised with the works. this report shall be issued within 14 days of instruction.</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>b</strong></p></td><td><p>To provide a full sparkle clean of the area where the works are to be carried out upon completion</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1,210.00</p></td></tr><tr><td><p><strong>c</strong></p></td><td><p>To protect all areas with correx sheeting during the works as required.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 510.00</p></td></tr><tr><td><p><strong>d</strong></p></td><td><p>To provide the site team with Personal Protective Equipment and signing in register to comply with HSE Regulations</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>e</strong></p></td><td><p>To provide the required labour team for general requirements such as rubbish removal and keeping site to an appropriate, organised state</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>f</strong></p></td><td><p>To provide an appropriate Site Supervisor to manage the overall works of all tradesmen to comply with Health and Safety Regulations and for Project Management duties</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1,600.00</p></td></tr><tr><td><p><strong>g</strong></p></td><td><p>To provide the necessary CDM (Construction, Design &amp; management) compliance including the services of a CDM co-ordinator where required and including all management and documentation including Health &amp; Safety file</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>e</strong></p></td><td><p>To supply the required emergency exit signage to conform with Building Regulations</p></td><td><p>&nbsp;-</p></td></tr><tr><td><p><strong>f</strong></p></td><td><p>The contractor shall allow for all necessary design works to work from the existing tender issue drawings and progress the existing drawings to final design stage through to construction and as built drawings for O&amp;M purposes for all services (electrical, mechanical, builders works)</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1,310.00</p></td></tr><tr><td><p><strong>g</strong></p></td><td><p>To produce the necessary 3D visualisations for annotative purposes</p></td><td><p>&nbsp;-</p></td></tr><tr><td><p><strong>e</strong></p></td><td><p>To provide the necessary removal vehicles for removal and disposal of all site rubbish and non-required items</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>f</strong></p></td><td><p>To Provide Professional Indemnity, Public Liability and Contractors all risk insurance&#39;s for the duration of the works</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>3</strong></p></td><td><p><strong>SITE PREPARATIONS &amp; HOARDING</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>Before commencing any works provide temporary hoarding to work area to ensure the area is secure and protected. The hoarding shall be constructed out of suitable solid materials (ply/chipboard etc) painted white and weighted to avoid damaging current floor finishes. This shall be installed internally, externally and shall prevent the ingress of weather, winds, vermin etc into the reception area at all times outside of the door installation.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 8,100.00</p></td></tr><tr><td><p><strong>b</strong></p></td><td><p>Allow for a full photographic survey of all surrounding fabric to report on its condition prior to the works commencing</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 150.00</p></td></tr><tr><td><p><strong>c</strong></p></td><td><p>Note that the works will need to be phased maintaining access and egress at all times, including in the event of a fire.&nbsp; Disabled access will also be required to be maintained at all times.</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>4</strong></p></td><td><p><strong>TRANSPORT AND STORAGE OF MATERIALS</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>Access to the site shall be via the front atrium area.&nbsp; The Contractor&rsquo;s working areas have little or no space for storage.&nbsp; The Contractor will be expected to liaise with the CBRE Maintenance team to arrange a suitable place to store materials.</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>b</strong></p></td><td><p>The transport of materials up to the working area will be restricted to quieter times, and detailed arrangements should be agreed with the CBRE Team. Allow for out of hours works were required. Large deliveries noisy works etc. All noisy works to be conducted on weekends or from 7pm to 7am weeknights</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>c</strong></p></td><td><p>To reach the working area the materials should be transported in a manner that reflects the nature of surrounding areas, and does not cause contamination or dust.</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>d</strong></p></td><td><p>Waste will be bagged and neatly stored within the working area until ready to be transported away from site. This is to be undertaken at quieter times and bags should be transported within a sealed container.</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>5</strong></p></td><td><p><strong>FRONT FA&Ccedil;ADE WORK</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>Protect the existing double fire exit doors that are to be retained.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 280.00</p></td></tr><tr><td><p><strong>b</strong></p></td><td><p>Allow to carefully remove the existing glazing to the location of the new revolving door.&nbsp; Set aside the existing powder coated mullion for re-use.&nbsp;</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 5,200.00</p></td></tr><tr><td><p><strong>c</strong></p></td><td><p>Take out the existing perimeter heating grill.&nbsp; Isolate services within the heating trench.&nbsp; Allow to freeze the pipework should isolation points not be available.&nbsp; The contractor shall liaise with the CBRE site engineering team prior to carrying out this work. The contractor shall allow for full BSRIA samples to the LTHW and CHW heating systems.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1,310.00</p></td></tr><tr><td><p><strong>d</strong></p></td><td><p>Hack up the existing floor tiles to facilitate the new layout.&nbsp; (Noisy works out of hours) with full protection in place to reduce dust ingress into the building</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;2,040.00</p></td></tr><tr><td><p><strong>e</strong></p></td><td><p>Take up the existing entrance matting to the complete area and cart away. All existing matting is to be replaced for new.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 3,200.00</p></td></tr><tr><td><p><strong>f</strong></p></td><td><p>Out of hours carefully saw cut out the existing floor screed internally and externally to a maximum depth of 130mm to allow the installation of the new revolving door ring.&nbsp; The ring will be supplied and installed by Boon Edam.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 2,600.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>6</strong></p></td><td><p><strong>NEW REVOLVING DOORS</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>Two new Boom Edam Tourniket Revolving doors 2800mm dia will be ordered direct by CBRE and installed by Boon Edam</p></td><td><p>&nbsp;CBRE COSTS</p></td></tr><tr><td><p><strong>b</strong></p></td><td><p>The&nbsp; contractor shall allow all costs in association with programming and liaison with the supplier to ensure that the supply and installation is coordinated within the programme. The Contractor shall allow for all builders works in connection to allow Boon Edam to install the doors</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>c</strong></p></td><td><p>Once the floor preparation is finished Boon Edam will attend site and install the revolving door ring, setting this into the floor slab.</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>d</strong></p></td><td><p>On completion of the steel floor ring installation the main contractor shall infill the area with new screed to match existing levels allowing for a new 18mm thick entrance barrier matting to be installed to the revolving door and surrounding internal area.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1,640.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>7</strong></p></td><td><p><strong>ENTRANCE BARRIER MATTING</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>On completion of the door installation allow for supplying and installing entrance barrier matting to the area indicated on the drawing as Gradus Top guard Plain Matting 18mm closed construction single wiper.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 30,000.00</p></td></tr><tr><td><p><strong>b</strong></p></td><td><p>Provide sample of the proposed matting for CBRE approval prior to ordering.</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>8</strong></p></td><td><p><strong>FLOOR TILING</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>Supply and install new ceramic floor tiles to match existing as necessary to infill those areas of the floor having been disturbed by the works. the contractor shall allow for enough floor tiles to replace all tiles within the reception area up to the speed lanes and reception desks including within the removed meeting room area</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 7,532.00</p></td></tr><tr><td><p><strong>b</strong></p></td><td><p>Supply and install external paving to match existing to make good disturbed areas as necessary.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;2,402.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>9</strong></p></td><td><p><strong>FRONT FA&Ccedil;ADE - GLAZING</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>Supply and install new powder coated RHS transom, section size and colour to match existing transom over new revolving door opening.</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>b</strong></p></td><td><p>Take from store previously set aside mullion.&nbsp; Cut down to size and install centrally above new revolving door.</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>c</strong></p></td><td><p>Supply and install 1no double glazed unit of clear toughened glass sections to suit the new opening installed to match existing above the door.</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 37,575.00</p></td></tr><tr><td><p><strong>10</strong></p></td><td><p><strong>VERTICAL DOOR CURTAIN </strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>Supply and install 2no Envirotec vertical door curtains as indicated on drawing GA2368 in the locations indicated on the proposed floor plan drawing.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 29,380.00</p></td></tr><tr><td><p><strong>b</strong></p></td><td><p>Colour to match the existing door curtains.</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>11</strong></p></td><td><p><strong>MEETING ROOM STRIP OUT</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>Carry out a full validation of all services within the meeting room space prior to strip out and report on services to remain/to be removed</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 280.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>Carefully remove the single storey glazed partition to the meeting room as indicated including single door etc.&nbsp;&nbsp;</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 6,400.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>Strip out existing ceiling within the meeting room space, allow to install new ceiling within the new waiting area to match the existing ceiling above the reception desk, perforated plasterboard pattern. Make good all other builders works within the space following strip out works</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 6,254.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>Allow to install round LED flush mounted light fittings x 4 inclusive of all required power alterations, test and inspect to NICEIC regulations.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1,128.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>Strip out all redundant existing services and cap off where required.</p></td><td><p>&nbsp;Omitted</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>Retain existing wooden wall, protect/remove for re use.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 840.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>Take up carpet finish to office and cart away.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 680.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>Prepare floor screed and bed matching ceramic tiling to the whole area, pattern and layout to match the existing</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 2,165.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>Redecorate the remaining wall 2 full coats emulsion paint to the same pattern on the opposite wall (pattern and colours)</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 2,810.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>Allow to finish ceiling to glass internal fa&ccedil;ade cladding above in the same fashion as the ceiling above the reception desk.</p></td><td><p>&nbsp;Included in 11C. Finished in plasterboard</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>12</strong></p></td><td><p><strong>SIGNAGE</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>Supply and install vinyl manifestation signage to the glass panel adjacent to the new door to match the existing external building sign &lsquo;Tower Place West&rsquo;.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1,170.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>13</strong></p></td><td><p><strong>PERIMETER HEATING</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>On completion of the door installation reinstate the perimeter heating system adapting the heating grills to suit the shorter run of trench.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 710.00</p></td></tr><tr><td><p><strong>b</strong></p></td><td><p>Allow for all necessary commissioning, BSRIA BG29 flushing of coils</p></td><td><p>&nbsp;Ommited</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>14</strong></p></td><td><p><strong>ELECTRICAL INSTALLATION</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>a</strong></p></td><td><p>New Door Supply</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>b</strong></p></td><td><p>Allow for all electrical works to run in a new dedicated power supply for the new revolving door. Allow for all design, materials and install works</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 1,781.00</p></td></tr><tr><td><p><strong>c</strong></p></td><td><p><strong>New Vertical Door Curtain</strong></p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>d</strong></p></td><td><p>Allow for all electrical works to run in a new dedicated power supply for the new warm air curtains. Allow for all design, materials and install works inclusive of warm air curtain control panels and isolators.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;15,587.00</p></td></tr><tr><td><p><strong>e</strong></p></td><td><p>Contractor shall allow for a new metered supply from the main panel board as indicated with tender issue pictures. This shall be MID compliant and suitably sized for the new warm air curtain panel.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;690.00</p></td></tr><tr><td><p><strong>f</strong></p></td><td><p>Allow for BMS connections from the existing site BMS system to the new warm air curtains (system TBC)</p></td><td><p>&nbsp;Ommited</p></td></tr><tr><td><p><strong>g</strong></p></td><td><p>Allow for all builders works in connection for the power supply works, inclusive of core holes, fire stopping, containment etc.</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 2,800.00</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>&nbsp;</strong></p></td><td><p>&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td><p><strong>15</strong></p></td><td><p>Total Costs</p></td><td><p>&nbsp;&pound;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; 141,954.00</p></td></tr><tr><td>&nbsp;</td><td>&nbsp;</td><td>&nbsp;</td></tr><tr><td>&nbsp;</td><td><p>Project particulars</p></td><td>&nbsp;</td></tr><tr><td>&nbsp;</td><td><p>2 No Envirotec VCDC 3800/500e vertical door heaters and a control box.Quotation allows for new containment to be installed in the base for the new supply cables to the heaters. Included is approximately 100 meters for the cable run as quoted by the client.&nbsp;<br />Please note there is a 6 week lead time on the vertical heaters from the reciept of order.</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>There has been no position for control box or Glasgow switch to be mounted, but&nbsp; price includes the containment for the new equipment and&nbsp; cable to feed it. The cable allowed for in this price is a 70mm 4 core SWA to feed a 200 amp switch 20 meters away.&nbsp;</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>There has been no issue of the power outlet required for the revolving door, a spec sheet has been issued but no power outlet is on this. This quotation allows for&nbsp; 10mm SWA to run 100 meters on the containment from existing works or it can be installed on the new containment for the heater cables to keep old from new, client to advise</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>The installation for the four LED flush lights has no spec of the lights to be used, therefore this quotation allows for 4no generic circular LED fittings and lamps</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>The cable that has been allowed for the controls of the vertical heaters are 6mm SWA cables (4no in total). Quotation allows for 100 meters as stated by the client.</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>This quote includes all testing and certifying of the new circuits that have been installed by GDC</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>No allowance is made to draindown &amp; modify sprinkler systems</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>No allowance is made to remove and reinstate smoke heads</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>It is assumed that parking is available onsite and no costs for parking have been allowed.</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>It is assumed that all isolations will be carried out by others.</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>It is assumed that any door access equipment and alarms etc will be removed&nbsp; and reinstated by others.</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>It is assumed that the land worked on are private grounds and will not require permits of any kind or special requirements to hoarding. ( no lighting or decoration costs allowed for)</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>Client to supply graphic for decorating works to former meeting room</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>Client to supply graphic for manifestation to external fa&ccedil;ade of building</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>No allowance for procurement of floor tiles is included in tiling scope. Client to confirm specification</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>External paving slabs subject to 4 weeks lead in time</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>No allowance is made for validation of HVAC services</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>Barrier matting provided as provisional cost subject to survey by specialist contractor. Entrance matting subject to 8 weeks lead in time</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>All quoted prices subject to variation and in depth site survey</p></td><td><p>&nbsp;</p></td></tr><tr><td>&nbsp;</td><td><p>All prices subject to VAT</p></td><td><p>&nbsp;</p></td></tr></tbody></table><p>&nbsp;</p><p>&nbsp;</p>