<ul><li>Operatives to attend site and sign in</li><li>prior to gdc attending site male showers to be shut off and all personal belongings to be removed</li><li>male shower doors to be removed and set to one side (no responsibility will be taken for existing damage to shower doors)</li><li>commence with uplifting existing shower floor tiles and 2 no. rows of the wall tiles (upstands)</li><li>shower waterproofing kit to be installed</li><li>once waterproofing kit has cured commence with laying tiles on flexible adhesive</li><li>tiles to have flexible grout installed&nbsp;</li><li>shower doors to be reinstated</li><li>showers to be sealed ( PM to confirm colour of sealant)</li><li>showers to be left for 24 hours before put in use</li><li>Site to be left clean and tidy.</li></ul><p><strong>The above process is to be repeated in the female showers</strong></p><p><strong>we envisage the above works to take approximately 6 no. working shifts (not including curing times)</strong></p><p>Our total cost to carry out the above works in&nbsp;out of normal working hours shall be &pound;7,175.00+vat</p>