<ul><li>Operatives to attend site and sign in</li><li>Ensure protective sheeting and warning signage is installed</li><li>Construct and Install temporary protective hoarding within the spin room and plant room areas</li><li>Erect access equipment within the both work areas</li><li>Install temporary supports to surrounds of existing ductwork where supported by the wall</li><li>&nbsp;Isolate existing electrical distribution board and trunking</li><li>Install new floor mounted supports and install distribution board and trunking</li><li>Repeat process for all other services secured to the wall</li><li>Commence with the demolition of dividing wall</li><li>Wall to be dismantled is block section until complete</li><li>Mark out and make good to remaining floor, wall and roof surfaces</li><li>Commence with the installation of 75mm metal stud partition framework to where damaged blockwork wall has been removed</li><li>Commence with the installation of 2no layers of British gypsum fire rated plasterboard to both sides of new framework plasterboard to be screwed and held every 150mm centres</li><li>Install timber Patrice within stud wall for the re- installation of distribution board</li><li>Install made to measure steel frame within wall to support existing ducting&nbsp;</li><li>Install 40mm of insulation within partition wall</li><li>New plasterboard to be taped and jointed (dry lined) in preparation of painting.</li><li>Lightly rub down and prepare surfaces</li><li>Supply and install new profile skirting to match existing within office areas</li><li>Apply 1 no. mist coat to both side of plasterboard wall and 2 no coats of Dulux white emulsion</li><li>Commence with re-installing distribution board, trunking and all remaining temporary removed service.</li><li>On completion remove all access equipment, uplift protective sheeting and remove temporary barriers.</li></ul><p>Our total cost to carry out the above works in&nbsp; normal working hours shall be</p>