<p><strong>Pedestrian Entrance</strong></p><p><strong>Visit 1</strong></p><ul><li>Install barriers and protective equipments to surrounds of work area.</li><li>Erect access equipment within site entrance.</li><li>Commence with the removal of section of brickwork at high level to allow for the removal of fixed louvre.</li><li>Reposition access equipment to side elevation of security hut and commence with the removal of section of block work, again for access to remove existing louvre.</li></ul><p><strong>Vehicle Entrance</strong></p><p><strong>Visit 1</strong></p><ul><li>Install barriers and protective equipments to surrounds of work area.</li><li>Commence with the remove of existing concrete block work wall to ground level and remove from site for disposal&nbsp; ensuring no trip hazards.</li><li>Commence with breaking out existing bollard and steel profile. Make good to floor area. &nbsp;</li><li>On completion install and secure checker plate to floor area over holes.&nbsp;</li></ul><p><strong>Visit 2.</strong></p><ul><li>Install barriers and protective equipments to surrounds of work area.</li><li>On completion of other works, attend site and commence with the excavating for the installation of barrier and end profile.&nbsp;</li></ul><p><strong>Visit 3</strong></p><ul><li>Install barriers and protective equipments to surrounds of work area.</li><li>Re attend site and commence with the construction of new block work wall to match exact location and dimension of previous wall.</li></ul><p><strong>Visit 4</strong></p><ul><li>Install barriers and protective equipments to surrounds of work area.</li><li>Commence with the painting and decorating of new wall applying 2 no. coats of brilliant white masonry paint.</li><li>Uplift protection and leave site in a clean and tidy condition.&nbsp;</li></ul><p>Our total cost to carry out the above works in normal working hours shall be</p>