<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li></ul><p><strong>Wednesday 26th&nbsp;November&nbsp;</strong></p><p><strong>Snowdonia&nbsp;office</strong></p><p>Remove Whiteboard and make good.</p><p>Apply Muraspec&nbsp;DB kent to prepared wall area.</p><p><strong>Thursday 27th November&nbsp;</strong></p><p>&nbsp;<strong>Dartmoor&nbsp;office</strong></p><p>Remove whiteboard and make good.</p><p>Apply Muraspec&nbsp;DB kent to prepared areas.</p><ul><li>Site to be left clean and tidy.</li></ul><p><strong>Friday 28th November&nbsp;</strong></p><p>Apply 2no coats of Dulux&nbsp;Diamond matt emulsion to Snowdonia&nbsp;&amp; Dartmoor office.</p><p>Uplift carpet in Snowdonia &amp; Dartmoor office and transfer to loading bay for safe disposal.</p><p>Apply free issue carpet as requested.</p><p><strong>Saturday 29th&nbsp;November&nbsp;</strong></p><p>Apply projective&nbsp;sheeting curtain as per survey.</p><p>Apply floor protection to work area and routes.</p><p>make good wall abutments.</p><p><strong>Sunday 30th November</strong></p><p>Fill holes in ceiling area with decorators caulk.</p><p>Install free issue carpet tiles to removed partition line.</p><p>Apply 2no coats of Dulux ral 9016 diamond matt emulsion to wall abutments.</p><p>Remove protective sheeting and clean work area</p><p><strong>Monday 1st December&nbsp;</strong></p><p>Apply protection&nbsp;</p><p>Apply Muraspec DB kent to wall abutments.</p><p><strong>Tuesday 2nd December&nbsp;</strong></p><p>Apply protection</p><p>Apply 2no&nbsp;coats&nbsp;of Dulux&nbsp;ral 9016 diamond matt emulsion to prepared areas.</p><p>Leave work area in clean &amp; tidy condition</p>