<ul><li>Operatives to apply protective sheeting,barriers &amp; signage&nbsp;to work routes and working areas.</li><li>To scabble&nbsp;existing concrete surface ready to receive new concrete.</li><li>Bag up and cart away spoil for safe disposal.</li><li>To drill into the existing over&nbsp;site concrete within the perimeters of the proposed slab areas at1.5 m centres&nbsp;to a depth of 200 mm.</li><li>To epoxy resin into the previously drilled holes 20mm dia high tensile steel reinforcement dowels to terminate 50 mm below the proposed finished floor level.</li><li>To form shuttering 0f 18mm&nbsp;plywood with 100 mm&nbsp;x 100 mm&nbsp;softwood bracing to the dimensions specified for each new slab.</li><li>To install A142&nbsp;steel fabrication mesh 50 mm below the finished&nbsp;floor level tying onto the newly installed dowels to prevent the mesh sagging.</li><li>To place C30 concrete to form the 3no separate bases with an approx&nbsp;total 4.0 cubic metres&nbsp;left with a tamp finish.</li><li>To allow 4 days for curing and the strike the shuttering and remove from site.</li><li>To further form 5no openings to the existing building from a certificated scaffold platform provided by others.</li><li>On completion of ducting works by others GDC to make good to the external surfaces using glass fibre</li><li>To paint the making good materials to match the existing.</li><li>On completion remove all debris and leave working area in clean tidy condition.</li></ul>