<p>Please find as follows our quote based on the recent survey undertaken. All works are to be undertaken in conjunction with the Creche area and recreation centre to maintain consistent access and fire route. We have based our quote on undertaking the works within and out of normal working hours.&nbsp; We envisage these works being carried out over a period of 4-5 weeks based on suitable access. We will require a holding area for waste transfer and we have also allowed for a welfare unit and storage. All works to be planned and scheduled scope reviewed on a weekly term. Our quote is based on the recommendations of the report. We have assumed that the&nbsp;existing brickwork pathway is of a Staffordshire blue engineering brick laid in a linear fashion on there side, we recommend a trial dig to expose and confirm the installation process. On completion of each stage works to be inspected and signed off by client. &nbsp;&nbsp;&nbsp;&nbsp;&nbsp;</p>

<ul>
	<li>Operatives to apply protective sheeting to work routes and working areas.</li>
	<li>Install perimeter barriers and signage to works areas.</li>
	<li>Uplift existing drainage gullies covers and deep clean, remove all debris within gullies and hoppers, inspect down pipes and drainage access covers for inspection.</li>
	<li>Commence with the excavation and removal of existing brick work paving (approximately 80 SQ mtrs), to expose damp proof membrane.</li>
	<li>Apply new liquid membrane to newly exposed areas and allow to set.</li>
	<li>Commence with the installation of new Staffordshire blue engineering bricks to match previous pattern and design. bricks to be laid with a 1 part cement 5 part sand with 10mm mortar joint.</li>
	<li>All rubbish to be removed upon completion.&nbsp;</li>
	<li>Site to be left clean and tidy.</li>
</ul>

<p style="margin-bottom:11px">&nbsp;</p>
