<ul><li>Operatives to carry ou refurbishment works as outlined previously.</li></ul><p><strong>Weekend 1&nbsp;</strong></p><p><strong>Saturday&nbsp;</strong></p><ul><li>2no Electricians&nbsp;</li><li>1no Labourer (&pound;290.00)</li><li>2no Mechanical Engineers (&pound;386.00p/m)</li><li>1no Ceiling Fixer (&pound;386.00)</li><li>Site to be left clean and tidy.</li></ul><p><strong>Sunday&nbsp;</strong></p><ul><li>2no Electricians&nbsp;</li><li>2no Mechanical Engineers&nbsp;</li><li>1no Ceiling Fixer&nbsp;</li><li>1no Labourer&nbsp;</li></ul><p><strong>Weekend 2&nbsp;</strong></p><ul><li>1no Labourer&nbsp;</li><li>1no Ceiling Fixer&nbsp;</li><li>1no Electrician&nbsp;</li><li>Prologik&nbsp;Engineer</li><li>1no Mechanical Engineer</li></ul><p><strong>Monday May 4th&nbsp;</strong></p><ul><li>2no Decorators&nbsp;(&pound;350.00p/m)</li></ul><p><strong>Wednesday 6th May&nbsp;</strong></p><ul><li>2no Decorators&nbsp;</li></ul><p><strong>Thursday 7th May</strong></p><ul><li><strong>2no Decorators&nbsp;</strong></li><li><strong>2no Floor Layers&nbsp;</strong></li></ul><p><strong>Electrical Works &pound;3144.00 + VAT (4 Electrical Shifts + Prologue&nbsp;+ Materials)</strong></p><p><strong>Mechanical Works - &pound;2855.00 + VAT - 5no Engineer Shifts + Materials&nbsp;</strong></p><p><strong>Builders Works - &pound;5465.00 + VAT - 6 Decorators shifts + 3 Ceiling fixer shifts + 3 Labourer shifts + Materials + Protection</strong></p><p>&nbsp;</p>