<p>it is assumed that a full validation has been carried out by TB&amp;A and the job will be completed as stated in the issued specification.</p><p>if GDC are awarded&nbsp;the project an intrusive survey will need to take place prior to works starting to confirm all aspects of the job match with the issued specification</p><p>&nbsp;</p><p><strong>Cost option 1. installation of 21 no. zumtobel&nbsp;light fittings. ( lead time on fittings 15 - 20 working days)</strong></p><p><strong>weekend 1.</strong></p><ul><li>operatives to install protection to all work areas</li><li>access equipment to be erected by competent&nbsp;person ( PASMA&nbsp;trained)</li><li>ceiling fixer to remove ceilings where needed</li><li>pre survey works to ascertain cable routes and existing supplies</li><li>new power supplies to be installed to new LCM locations. ( GCM to be applied for)</li><li>New power supplies to be tested and certification issued on completion.</li><li>LCM to be connected to new power supplies <strong>( simmtronic lcm and components 5 - 7 working day lead time)</strong></li><li>control wiring and accessories to be&nbsp;installed where possible.</li><li>all newly installed equipment and wiring to have labels installed to reflect the new circuit supply references.</li><li>ceilings to be reinstated</li><li>site protection to be uplifted and site to be left clean and tidy</li></ul><p><strong>weekend 2&nbsp;</strong></p><p>it is assume that the scaffolding will be installed and ready for access by 7AM Saturday&nbsp;morning</p><ul><li>operative to attend site and sign in</li><li>110V&nbsp;temporary lights to be installed to scaffolding and assossiated walkways</li><li>existing &nbsp;high level lights to be removed once isolated safely</li><li>cabling from existing LCM&#39;S to light fittings to be tested to make sure they are suitable for continued use.</li><li>existing downlight&nbsp;holes to be made larger as mentioned within TB&amp;A specification (no allowance within cost to make good the ceiling or decoration works)</li><li>21 NO.new zumtobel&nbsp;(lights specified by TB&amp;A)&nbsp;light fittings to be installed ( lights have a 15 - 20 day lead time) and connected to newly installed LCM</li><li>new wireless receiver to be installed at high level</li><li>lighting to be commissioned by simmtronic and set to works as specified in the TB&amp;A specification.</li><li>simmtronic to issue a commissioning sheet on completion</li><li>site temporary lighting to be removed</li><li>sit to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;20,676.87</p><p><strong>Breakdown</strong></p><p><strong>Electrical Labour - &pound;6,176.00+VAT ( 16 NO. shifts)</strong></p><p><strong>ceiling fixer - &pound;1,544.00+VAT ( 4 NO. shifts)</strong></p><p><strong>general labour&nbsp;- &pound;1,160.00+VAT ( 4 NO. SHIFTS)</strong></p><p><strong>simmtronic materials and commissioning - &pound;3,037.50+VAT</strong></p><p><strong>Simmtronic to upgrade head end to suit - &pound;750.00+VAT</strong></p><p><strong>Materials - &pound;7,309.37+VAT</strong></p><p><strong>Access equipment - &pound;250.00+VAT</strong></p><p><strong>Protection &pound;100.00+VAT</strong></p><p><strong>Waste - &pound;100.00+VAT</strong></p><p><strong>O&amp;M manual - &pound;250.00+VAT</strong></p><p>&nbsp;</p><p><strong>Cost option 2. installation of 21 no. Thorne&nbsp;light fittings. ( lead time on fittings 15 - 20 working days)</strong></p><p><strong>weekend 1.</strong></p><ul><li>operatives to install protection to all work areas</li><li>access equipment to be erected by competent&nbsp;person (&nbsp;PASMA&nbsp;trained)</li><li>ceiling fixer to remove ceilings where needed</li><li>pre survey works to ascertain cable routes and existing supplies</li><li>new power supplies to be installed to new LCM locations. ( GCM to be applied for)</li><li>New power supplies to&nbsp;be tested and certification issued on completion.</li><li>LCM to be connected to new power supplies&nbsp;<strong>(&nbsp;simmtronic&nbsp;lcm and components 5 - 7 working day lead time)</strong></li><li>control wiring and accessories to be&nbsp;installed where possible.</li><li>all newly installed equipment and wiring to have labels installed to reflect the new circuit supply references.</li><li>ceilings to be reinstated</li><li>site protection to be uplifted and site to be left clean and tidy</li></ul><p><strong>weekend 2&nbsp;</strong></p><p>it is assume that the scaffolding will be installed and ready for access by 7AM Saturday&nbsp;morning</p><ul><li>operative to attend site and sign in</li><li>110V&nbsp;temporary lights to be installed to scaffolding and&nbsp;assossiated&nbsp;walkways</li><li>existing &nbsp;high level lights to be removed once isolated safely</li><li>cabling from existing LCM&#39;S to light fittings to be tested to make sure they are suitable for continued use.</li><li>existing&nbsp;downlight&nbsp;holes to be made larger as mentioned within TB&amp;A specification (no allowance within cost to make good the ceiling or decoration works)</li><li>21 NO.new Thorne&nbsp;(lights specified by TB&amp;A)&nbsp;light fittings to be installed ( lights have a 15 - 20 day lead time) and connected to newly installed LCM</li><li>new wireless receiver to be installed at high level</li><li>lighting to be commissioned by&nbsp;simmtronic&nbsp;and set to works as specified in the TB&amp;A specification.</li><li>simmtronic&nbsp;to issue a commissioning sheet on completion</li><li>site temporary lighting to be removed</li><li>sit to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works&nbsp;out of normal working hours shall be &pound;19,749.00</p><p><strong>Breakdown</strong></p><p><strong>Electrical&nbsp;Labour&nbsp;- &pound;6,176.00+VAT ( 16 NO. shifts)</strong></p><p><strong>ceiling fixer - &pound;1,544.00+VAT ( 4 NO. shifts)</strong></p><p><strong>general&nbsp;labour&nbsp;- &pound;1,160.00+VAT ( 4 NO. SHIFTS)</strong></p><p><strong>simmtronic&nbsp;materials and commissioning - &pound;3,037.50+VAT</strong></p><p><strong>Simmtronic&nbsp;to upgrade head end to suit - &pound;750.00+VAT</strong></p><p><strong>Materials - &pound;6,381.50+VAT</strong></p><p><strong>Access equipment - &pound;250.00+VAT</strong></p><p><strong>Protection &pound;100.00+VAT</strong></p><p><strong>Waste - &pound;100.00+VAT</strong></p><p><strong>O&amp;M manual - &pound;250.00+VAT</strong></p>