<p>The below survey is based on limited access due to rooms being ready for operations.&nbsp;</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>To remove, adjust and rehang&nbsp;47no&nbsp;door leafs in the theatre area.&nbsp;</li><li>To supply &amp; install 52no, Briton delayed action door closers.</li><li>To supply &amp; replace damaged kick plates and mid rails 180no.&nbsp;</li><li>Supply &amp; replace damaged smoke seals 50no.</li><li>Supply &amp; replace faded fire door &quot;keep closed &quot; signs 12no.</li><li>To supply &amp; install&nbsp;5no door protectors.&nbsp;</li><li>To supply &amp; install a double door.&nbsp;</li><li>Site to be left clean and tidy.</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be &pound;16,941.10</p><p>Price&nbsp;Breakdown:</p><p><strong>Labour&nbsp;&pound;6,570.00</strong></p><p>Re-hang 47&nbsp;no doors 2 men 4 days @ &pound;360.00 = &pound;2880.00</p><p>Remove &amp; install new door closures 52no&nbsp;1 man 3 days @ &pound;360.00 = &pound;1080.00</p><p>Remove and replace mid rail and kick&nbsp;plate&nbsp;180 no 1 man 5 days @ &pound;360.00 = &pound;1800.00</p><p>Remove and replace 12&nbsp;no signs 1 man 3 hours @ &pound;40 p/h =&pound;120.00</p><p>Replace &nbsp;and replace&nbsp;3no locks 1 man 3 hours&nbsp;@ &pound;40 p/h =&pound;120.00</p><p>Remove and remove 8no fire seals 1 man 5 hours @ &pound;40p/h = &pound;200.00</p><p>Install door corner protectors 1 man 2 hours @ &pound;40 p/h = &pound;80.00</p><p>Install double door set 2 men 1/2 day &pound; 350.00</p><p><strong>Waste</strong>:&pound;200.00</p><p><strong>Materials</strong>: &pound;10,171.10</p><p>Closers: &pound;5,137.60</p><p>Signs: &pound;35.00</p><p>Mid &amp; Floor Plates in stainless Steel: &pound;3,588.00</p><p>Seals: &pound;169.00</p><p>Lock, Handle &amp; Doors: &pound;929.50</p><p>Manifestation: &pound;39.00</p><p>Door Corner Protector: &pound;273.00</p><p>&nbsp;</p><p>&nbsp;</p>