<ul><li>GDC&nbsp;operatives to attend site out of hours</li><li>To undertake enabling works FCU&nbsp;works to room 12.11</li><li>Others to remove all furniture from room</li><li>To protect fixed furniture and floor areas.</li><li>Electrician&nbsp;to isolate and&nbsp;remove hanging light pendant.</li><li>Remove down lighters and set aside.</li><li>To remove ceiling tiles and cross braces to enable access to FCU&nbsp;and set aside</li><li>To cut out MF ceiling and any hangers as highlighted by client</li><li>Contractors to be in attendance upon completion of FCU&nbsp;works</li><li>To re-instate MF ceiling, ceiling tiles,perimeter&nbsp;beads and hangers.</li><li>To re-instate hanging light pendant.</li><li>Reinstate downlighters.</li><li>To tape and joint MF ceiling and allow to dry</li><li>To return the next day and rub down and fill &amp; allow to dry</li><li>To return the next evening and apply 1no mist coat and 2no coats of DB standard Ral 9016 vinyl matt emulsion.</li><li>All protection to be removed and site to be left clean and tidy</li><li>Client to accommodate contractor vehicles on site</li></ul><p>Our total cost to carry out the above works out of normal working hours shall be:&nbsp;</p><p>Please see cost breakdown below:&nbsp;</p><p>Labour: &pound;4608.00</p><p>Friday night 3 no operatives ~Saturday 3 no&nbsp;operatives Sunday 3 no&nbsp;operatives&nbsp;Monday 3 no&nbsp;operatives</p><p>Materials: &pound;298.00&nbsp;</p><p>Fan motor &pound;187.00</p><p>Protection: &pound;200.00</p><p>Access equipment &pound;125.00&nbsp;</p><p>Waste &pound;80.00</p><p>&nbsp;</p>