<ol><li>Operatives to apply protective sheeting,barriers &amp; signage to work routes and working areas.</li><li>To scabble existing concrete surface ready to receive new concrete.</li><li>Bag up and cart away spoil for safe disposal.</li><li>To drill into the existing over site concrete within the perimeters of the proposed slab areas at1.5 m centres to a depth of 200 mm.</li><li>To epoxy resin into the previously drilled holes 20mm dia high tensile steel reinforcement dowels to terminate 50 mm below the proposed finished floor level.</li><li>To form shuttering 0f 18mm plywood with 100 mm x 100 mm softwood bracing to the dimensions specified for each new slab.</li><li>To install A142 steel fabrication mesh 50 mm below the finished floor level tying onto the newly installed dowels to prevent the mesh sagging.</li><li>To place C30 concrete to form the base to match existing finish.</li><li>To allow 4 days for curing and the strike the shuttering and remove from site.</li><li>On completion leave work area in clean and tidy condition.</li></ol><p>.<br />&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>