<ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Erect access equipment on floors required on levels 4,3,2 and IT rooms (due to ceiling heights)</li><li>Install temporary 600 mm x 600 mm ral 9010&nbsp;Fire rated access hatches&nbsp;in ceiling areas (7th floor 2no east reception 2no west reception 1st floor 7no various locations and B2 2no corridor area)</li><li>To carry out intrusive survey of proposed CCTV routes within ceiling void and provide report on obstructions/proposals for installation of cable basket for CCTV.</li><li>Provide photos and CAD drawings&nbsp;of each floor area.</li><li>On completion ceiling tiles to be reinstated and all work areas to be left in clean &amp; tidy condition.</li></ul><p>&nbsp;</p><p><strong>Price breakdown</strong></p><p><strong>Weekend 1 levels 8,7,6</strong></p><p>Labour 4 men 2 days &pound;2880.00</p><p>Protection &pound;300.00</p><p>CAD drawings &pound;450.00</p><p>Supply and Install&nbsp;13&nbsp;no &nbsp;access hatches.&pound;3,458.00</p><p>Access equipment.&pound;186.00</p><p><strong>Weekend 2&nbsp;levels 5,4,3,</strong></p><p>Labour&nbsp;4 men 2 days &pound;2880.00</p><p>Protection &pound;300.00</p><p>CAD drawings &pound;450.00</p><p>Access&nbsp;equipment.&pound;460.00</p><p><strong>Weekend 3 levels 2,1,B2 &amp; B3</strong></p><p>Labour&nbsp;4 men 2 days &pound;2880.00</p><p>Protection &pound;300.00</p><p>CAD drawings &pound;450.00</p><p>Access&nbsp;equipment.&pound;186.00</p><p>&nbsp;</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>