<ul><li>Delivery to loading bay and transfer toilets from loading bay to toilet area.</li><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Isolate existing plumbing services and remove existing toilet pans, transfer to loading bay for safe disposal.</li><li>Rod cast pipe work ready to recieve new toilet pan</li><li>Replace toilet pan connector.</li><li>Supply and install new Sandringham back to wall pan with new flush pipe.</li><li>Commission new toilets.</li><li>To carry out installation of fire stopping to alterations in riser and certificate.</li><li>On completion, apply white silicone seal to pan perimeter/test and inspect.</li><li>Remove all debris from site and leave work area in clean tidy condition.</li></ul><p><strong>Price breakdown</strong></p><p>Plumbing Labour 4no operatives 3 days @&nbsp;&pound;386 =&nbsp;<strong>&pound;4632.00</strong></p><p>Site supervison 3 days @ &pound;384.00&nbsp;<strong>&pound;1152.00</strong></p><p>Fire stopping labour 2 men 3no days @&nbsp;&pound;380.00&nbsp;<strong>&pound;2280.00</strong></p><p>2no Labourers for Friday, saturday and sunday&nbsp; @ &pound;225.00 =&nbsp;<strong>&pound;1350.00</strong></p><p>Plumbing materials<strong>&nbsp;</strong>58 no pans plus fittings<strong>&nbsp;&pound;5262.18</strong></p><p>Fire stopping materials&nbsp;<strong>&pound;1218.72</strong></p><p>Protection<strong>&nbsp;&pound;225.00</strong></p><p>Waste<strong>&nbsp;&pound;460.00</strong></p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>