<p><strong>Scope of works:</strong><br />To provide materials and labour for the protection of 8 number passenger escalators<br />within canary wharf station in accordance with the mock up agreed on the<br />26/07/2016.Our quotation allows for labour and materials to protect escalator 10,11,12,13<br />during the first visit, then dismantle and relocate the escalator protection to escalators<br />14,15,16,17 during a second attendance visit.At completion of the works all materials to<br />be removed and to be left in clean condition.</p><ol><li>To deliver materials into canary wharf contractors compound (out of working&nbsp;hours) and transfer to -1 platform.</li><li>Operatives to load out materials to platform levels.</li><li>Operatives to apply bubble wrap protection to glass and balustrades on&nbsp;escalators.</li><li>Install corex protection to full length of escalators.</li><li>Apply&nbsp;Monoflex&nbsp;sheeting to escalator stair area.</li><li>Operatives to protect floor treads with 18 mm fire rated plywood sheeting and stair<br />risers with 8mm plywood fixed with fire rated battens.</li><li>Apply 100 mm Kings pan insulation protection to central consul between<br />escalators.</li><li>On completion of works materials to be dismantled and transferred to -1 for<br />collection ( to be transferred from - 1 out of working hours).</li><li>On completion site to be left clean and tidy.<br />&nbsp;</li></ol><p><strong>Price breakdown</strong><br />Materials<br />Fire rated plywood and battens <strong>&pound;3906.00</strong> Kingspan <strong>&pound;1289.00 </strong>Bubble wrap and<br />monoflex <strong>&pound;1270.00 </strong>Corex &amp; tape <strong>&pound;948.00</strong><br /><strong>&pound;7413.00</strong><br /><strong>Stage 1 visit 1</strong><br />Labour<br />Delivery and transportation of materials to -1 platform 2 vehicles 4 operatives 1 night<br />&pound;812.00 Labour /transport &pound;280.00 = <strong>&pound;1092.00</strong><br />3 men to load out materials on the 2 platform levels <strong>&pound;630.00</strong><br />North escalator 10 and escalator 11 Labour 2 carpenters and 2no multi skilled<br />operatives.3 days per pair of escalators <strong>&pound;2982.00</strong><br />West escalator 12 and escalator 13 Labour 2 carpenters and 2no multi skilled<br />operatives.3 days per pair of escalators <strong>&pound;2982.00</strong></p><p><strong>Stage 2 visit 2</strong><br />Dismantle and relocate to area of escalator 14,15,16 &amp; 17 Labour 4 men 2 days<br /><strong>&pound;1680.00</strong><br />North escalator 14 and escalator 15 Labour 2 carpenters and 2no multi skilled 2no<br />days <strong>&pound;1739.00</strong><br />South escalator 16 and escalator 17 Labour 2 carpenters and 2no multi skilled 2no<br />days <strong>&pound;1739.00</strong><br />On completion 4 men 1 day to transfer to -1 <strong>&pound;840.00</strong><br />Night time collection 2 vehicles 4 operatives 1 night <strong>&pound;812.00</strong> Transport <strong>&pound;280.00</strong> Waste<br /><strong>&pound;300.00</strong><br />Gdc Supervisor of Labour <strong>&pound;3264.00</strong><br />&nbsp;</p><p>&nbsp;</p>