<p><strong>Staircases: 2,4,5,6,7,8,9,10,11,12,13,14,15 and 16</strong></p><p><strong>Flat Decoration: 8-31, 8-32, 11-32, 12-22, 12-12 ,9-32, 16-G1, 12-23, 2-11, 6-G1, 12-23</strong></p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>Wash down all wood work with sugar soap.</li><li>Erect stairwell access tower and fill cracks in wall/ceiling areas.</li><li>Lightly sand down in preparation&nbsp;of painting.</li><li>Apply 2no coats of white vinyl matt emulsion to ceiling bulkhead area.</li><li>Apply 2no coats of Dulux&nbsp;vinyl matt emulsion to wall areas&nbsp;(Colour&nbsp;to be confirmed by client).</li><li>On completion leave work area in clean &amp; tidy condition.</li></ul><p><strong>Plaster Repairs</strong></p><ul><li>Cut out defective hollow and blown plaster.</li><li>Apply bonding base coat to affected areas.</li><li>Apply British&nbsp;gypsum multi finish top coat.</li></ul><p>&nbsp;</p><p><strong>Staircase: 10-11, 7 and 15, 9, 10, 11 and 12</strong></p><p><strong>Block Paving Repairs</strong></p><ul><li>Apply barriers and signage to working areas.</li><li>Take up existing block pavers and set aside on pallets.</li><li>Remove sand and check sub base.</li><li>Apply type 1 or crushed consolidated hardcore and compact to existing levels.</li><li>Apply sand to previous existing perimeter levels.</li><li>Reinstate block paving amd apply Wacker plate for compaction.</li><li>Apply silver kiln dried&nbsp;sand on completion.</li><li>Remove all debris and leave in clean &amp; tidy condition.</li></ul><p>&nbsp;</p><p><strong>Brickwork Repairs</strong></p><ul><li>Tooth out defective cracked&nbsp;brickwork and clean mortar joints (3m2)</li><li>Rake out defective pointing and repoint with sand cement mortar to match existing.</li><li>Rebuild patches of toothed out brickwork to match existing.</li></ul><p>&nbsp;</p><p><strong>Castlemain&nbsp;Street</strong></p><ul><li>Apply protective sheeting to floor area and install&nbsp;Heras&nbsp;security&nbsp;fencing.</li><li>Take down fence and remove from site for safe disposal.</li><li>Take down&nbsp;brickwork panel and brickwork pier and transfer waste from site for safe disposal.</li><li>Re- build wall area to match existing with expansion joints every 6m (27&nbsp;m2)</li><li>On completion remove all debris and&nbsp;leave work area in clean &amp; tidy condition.</li></ul><p>&nbsp;</p><p><strong>Provisional Sum &pound;2000.00</strong></p><ul><li>Take up existing 2 courses of existing and check foundation for movement.</li><li>Gun up sections and excavate.</li><li>Install Steel re- bar into existing foundations with resin anchors and mass fill as required with foundation mix</li><li>On completion leave work area in clean &amp; tidy condition.</li></ul><p>&nbsp;</p><p><strong>Costing Breakdown</strong></p><table border="0" cellspacing="1" cellpadding="1" style="width:400px"><tbody><tr><td>Staircase Decorations:</td><td>&pound;47,950.00</td></tr><tr><td>Flat Decorations:</td><td>&pound;29,520.00</td></tr><tr><td>Plaster Repairs:</td><td>&nbsp; &pound;3,665.00</td></tr><tr><td>Brickwork Repairs:</td><td>&nbsp; &nbsp; &pound;750.00</td></tr><tr><td>Castlemain Street Works:</td><td>&nbsp; &pound;8,440.00</td></tr><tr><td>Provisional Sum</td><td>&nbsp; &pound;2,000.00</td></tr><tr><td>Site Management and Supervision:</td><td>&pound;10,462.20</td></tr><tr><td>Welfare Unit:</td><td>&nbsp; &pound;3,850.00</td></tr><tr><td>Welfare Facilities</td><td>&nbsp; &nbsp; &pound;640.00</td></tr><tr><td>Barriers and Protection:</td><td>&nbsp; &nbsp; &pound;890.00</td></tr><tr><td>Plant Equipment:</td><td>&nbsp; &pound;1,775.00</td></tr><tr><td>Access Equipment:</td><td>&nbsp;&nbsp;&pound;3,260.00</td></tr><tr><td>SHEQ</td><td>&nbsp; &pound;5,229.72</td></tr></tbody></table><p>Total: &pound;118,431.92.</p><p>-6% discount if successful in carrying out the above works. &nbsp;Our total cost to carry out the above works in normal working hours shall be</p>