<p><strong>Project Scope&nbsp;</strong></p><p>To attend site on a &#39;one off basis&#39; to remove intake/extract grills on front forecourt of 100 Liverpool Street and clean the grills and catch trays located under grills of any debris, replace and ensure stability.</p><p>The purpose of the project is to reduce potential Health &amp; Safety and fire risk hazards, caused by accumulation of debris on the trays and falling into the Intake/Plant Rooms below</p><p>Due to proximity of Crossrail works and road closures extra labour and transportation will be required to assist with the movement of the equipment. Heras fencing will also be required to restrict public access to the works area.</p><p>&nbsp;</p><p><strong>Provisions</strong></p><p>Client to arrange with <a href="http://www.google.co.uk/url?sa=t&amp;rct=j&amp;q=&amp;esrc=s&amp;source=web&amp;cd=1&amp;cad=rja&amp;sqi=2&amp;ved=0CC4QFjAA&amp;url=http%3A%2F%2Fwww.cityoflondon.gov.uk%2F&amp;ei=je_CUunpI_CV7Abs-4GYAw&amp;usg=AFQjCNHMyXWrEpPEKurEban2ksnF7TiWNg&amp;sig2=5LIKI4LQkxntBzNR1V2AIQ&amp;bvm=bv.58187178,d.bGQ">City of London Corporation</a> for thoroughfare closure permissions and parking exemptions for the unloading of equipment.</p><p>&nbsp;</p><p><strong>Project Schedule&nbsp;</strong></p><p>This phase is to be carried out as a single occurrence initial clean, to be carried out over one weekend.</p><p><strong>&nbsp;</strong></p><p>Closure of walkway from Liverpool Street Station end to level with disabled ramp for 4-5 hrs on a Sunday to enable cleaning the upper level grills (one half will be cleaned on the Saturday and will leave the walkway open but rerouted via the disabled ramp during this period). This will be required on the initial clean and quarterly.</p><p>&nbsp;</p><p>&nbsp;</p><p><strong>&nbsp;</strong></p><p><strong>Works Detail</strong></p><p><strong>&nbsp;</strong></p><p>Operatives to attend site sign in and obtain permit to work.</p><p>&nbsp;</p><p>Install Heras (supplied by GDC) to enclose works area and erect warning signage, ensure fire exits are not obstructed.</p><p>Assemble and install personal safety equipment in works area behind barriered area and erect lifting equipment.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Commence with the removal of ground level steel grills. Vacuum and clean surrounding areas and debris trays situated under grills.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Remove debris trays and clean with disinfectant.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Ensure the integrity of the tray restrainers and rectify/replace as required.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Replace grills and level using packing plates, secure using clamps and bolts.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Supply and fit any missing clamps, bolts and packing plates as required.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Realign any grills as required to ensure correct spacing.</p><p><!--[if !supportLists]-->&middot;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; <!--[endif]-->Ensure no trip hazards.</p><p>&nbsp;</p><p>&nbsp;</p><p>Inspect all areas are free from debris and leave site in a clean and tidy condition. Disassemble equipment and remove from site when complete. Client to advise of possibility of temporary storage area for Sat/Sun overnight storage, equipment will not be stored during the week.</p><p>&nbsp;</p><p><strong>Breakdown of Costs</strong></p><p><strong>&nbsp;</strong></p><p>Labour: 6 operatives x &nbsp;Saturday = &nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &pound; 1800.00</p><p>Labour: 6 operatives x Sunday =&nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &pound; 1800.00</p><p>H&amp;S Manager in attendance 4hrs &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;&pound; &nbsp;116.00</p><p>Lifting gear, Safety equipment, PPE and Hire of barriers &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;&pound; &nbsp; 475.00</p><p>Materials (replacement packers, bolts, clamps &amp; restrainers) &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp; &nbsp;&pound; &nbsp;225.00</p><p>&nbsp;</p><p>Waste disposal &amp; WTN&#39;s&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &pound; &nbsp; 50.00</p><p><!--[if gte vml 1]><v:shapetype<br /><br /><br /><br />
 id="_x0000_t32" coordsize="21600,21600" o:spt="32" o:oned="t" path="m,l21600,21600e"<br /><br /><br /><br />
 filled="f"><br /><br /><br /><br />
 <v:path arrowok="t" fillok="f" o:connecttype="none"/><br /><br /><br /><br />
 <o:lock v:ext="edit" shapetype="t"/><br /><br /><br /><br />
</v:shapetype><v:shape id="_x0000_s1026" type="#_x0000_t32" style='position:absolute;<br /><br /><br /><br />
 margin-left:360.3pt;margin-top:8.05pt;width:57.75pt;height:0;z-index:251660288'<br /><br /><br /><br />
 o:connectortype="straight"/><![endif]--><!--[if !vml]--><!--[endif]-->&nbsp;</p><p>&nbsp;</p><p>&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; Total&nbsp;&nbsp; &nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp;&nbsp; &pound; 4416.00</p><p>Our total cost to carry out the above works in / out of normal working hours shall be</p>