<p>Please find as follows our cost to remove the existing scaffolding platform, kentledge, fire fly and frame work from the east and west side of the platform. We have allowed to remove the Firefly and frame work continuously from the east side platform and followed by the removal of all kentledge and the scaffold access platform. Once completed, we have allowed to repeat the process for the west side. We have based our costs on undertaking these works with continuous access from 8am through to 5pm Monday to Friday with full use of the RRV for the transport of equipment and waste to Plumstead. We have included a cost with a breakdown for unloading and relocating equipment within Plumstead and also a cost for waste transfer and safe disposal. Our cost are broken down for each task and also made allowances for the sorting and loading of all plant within -5 level ready to load onto the train. &nbsp;&nbsp;&nbsp;&nbsp;</p><p>We have allowed to erect access equipment within the trackside of the platform to again access to the fire fly framework erected from platform level up to high level, adjacent to the GRP. &nbsp;We have allowed for the equipment to be erected for the whole time period and stay erected until completion of the works to eradicate additional costs of erecting and dismantling each day.&nbsp; We have allowed for labour to undertake the dismantling of the fire fly, frame works and access scaffold platform from each platform, a duration of 13 working, (26 days in total for both sides) we have allowed for all tools and equipment within this period, We have made allowances for out of hour deliveries and collection for access equipment trollies and access pallets and the labour to undertake this within this time frame. Please not that large areas of the platform at -5 level will be required for holding and working areas for the duration of these works. &nbsp;</p><p><strong>Framework &amp; Firefly East side</strong></p><p>Operatives to erect access equipment and working platforms within the trackside of the platforms. Commence with the removal of fire exit doors and steel box frames and supports. Commence with the dismantling of support brackets at high and low levels, staples on the firefly to be cut horizontally and vertically in sections and removed manageable sizes. Transfer equipment to the platform area ready for transportation.&nbsp; Un-bolt frame work from high level steel girders to underside of GRP, existing supports adjoining scaffold access platform and concrete base at low platform level.&nbsp; Repeat process of removal off the firefly and framework until full length of platform is completed. The removal of all fire fly and frame work will require access for operatives to platform scaffolding, trackside and low level platform to simultaneously to dismantle.</p><p>Labour</p><p>4 Multi-trade operatives 8 hrs at &pound;234.48 per day for 13 days = &pound;12,192.96</p><p>4 Labourers&nbsp;8 hrs at &pound;155.68&nbsp;per day for 13 days = &pound;8,095.36&nbsp; &nbsp; &nbsp; &nbsp;</p><p>Access equipment 3 no. platforms &pound;178.00 per week &pound;534.00 deliveries &pound;144.00 = &pound;1,746.00</p><p>Total: &pound;22,034.32</p><p><strong>Kentledge &amp; Scaffolding East side </strong></p><p>On completion of the removal half of the framework and the firefly, commence with the removal of kentledge from the lower section of the platform. Kentledge to be transferred to the platform, strapped and palletised for ready for removal. Commence with the removal of all scaffold boards and continue with striking of entire scaffolding and staircases.</p><p>4 Scaffolders 8 hrs at &pound;282.00 per day for 10 days = &pound;11,280.00</p><p>4 Labourers 8 hrs at &pound;155.68&nbsp;per day for 10 days = &pound;6,227.20</p><p>Total: &pound;17,507.20</p><p><strong>Framework &amp; Firefly West Side</strong></p><p>Operatives to erect access equipment and working platforms within the trackside of the platforms. Commence with the removal of fire exit doors and steel box frames and supports. Commence with the dismantling of support brackets at high and low levels, staples on the firefly to be cut horizontally and vertically in sections and removed manageable sizes. Transfer equipment to the platform area ready for transportation.&nbsp; Un-bolt frame work from high level steel girders to underside of GRP, existing supports adjoining scaffold access platform and concrete base at low platform level.&nbsp; Repeat process of removal off the firefly and framework until full length of platform is completed. The removal of all fire fly and frame work will require access for operatives to platform scaffolding, trackside and low level platform to simultaneously to dismantle.</p><p>Labour</p><p>4 Multi-trade operatives 8 hrs at &pound;234.48 per day for 13 days = &pound;12,192.96</p><p>4 Labourers&nbsp;8 hrs at &pound;155.68&nbsp;per day for 13 days =&pound;8,095.36&nbsp; &nbsp; &nbsp;&nbsp;</p><p>Access equipment 3 no. platforms &pound;178.00 per week &pound;534.00 deliveries &pound;144.00 = &pound;1,746.00</p><p>Total: &pound;22,034.32</p><p><strong>Kentledge &amp; Scaffolding Westside </strong></p><p>On completion of the removal half of the framework and the firefly, commence with the removal of kentledge from the lower section of the platform. Kentledge to be transferred to the platform, strapped and palletised for ready for removal. Commence with the removal of all scaffold boards and continue with striking of entire scaffolding and staircases.&nbsp;&nbsp;&nbsp; &nbsp;</p><p>4&nbsp;Scaffolders&nbsp;8 hrs at &pound;282.00 per day for 10 days = &pound;11,280.00</p><p>4&nbsp;Labourers&nbsp;8 hrs at &pound;155.68&nbsp;per day for 10 days = &pound;6,227.20</p><p>Total: &pound;17,507.20</p><p><strong>Platform -5 level </strong></p><p>All scaffold tubes and scaffold boards to be stacked, strapped along with fittings ready for transportation &nbsp;along with all fire fly ,frame work doors, steels and equipment to be located to from platform and ready for safe transportation from platform onto the train ready for safe unloading at Plumstead.</p><p>4 Labourers 8 hrs at &pound;155.68&nbsp;per day for 10 days = &pound;6,227.20</p><p>Total: &pound;6,227.20</p><p><strong>Supervision and plant</strong></p><p>Supervision for 26 days &pound;285 per day =&pound;7,410.00</p><p>Health &amp; safety management = &pound;633.00</p><p>Trollies, roll pallets, straps and ties = &pound;1,786.00</p><p>Barriers (20 mtrs) = &pound;356.00</p><p>Waste transfer and disposal = &pound;2,880.00</p><p>Total: &pound;13,065.00</p><p><strong>Plumstead- unloading and Storage (optional)</strong></p><p>Supervision for 25 days &pound;285 per day = &pound;7,125.00</p><p>1 Labourer 25 days &pound;155.68&nbsp;per day = &pound;3,892.00</p><p>1 banksman 25 days &pound;155.68&nbsp;per day = &pound;3,892.00</p><p>1 telehandler (9 mtrs) and driver 25 days at &pound;353.03 per day = &pound;8,825.75</p><p>Total &pound;23,734.75</p><p>Our total cost to undertake these works in normal working hours shall be</p>