<p><strong>Project Notes</strong></p><p>It is assumed that we will have access to parking for the duration of works.</p><p>The below costs are based on&nbsp;out of hours works due to the locations of works.</p><p><strong>option 1 Scope of works - replace 3 no. sets of doors with dual action hinged fore doors.</strong></p><p>the current sets of doors are not compliant fire doors and the above option would not be compliant due to the hinge type.</p><p>it was noted that the plastered walls had blown around the sets ( cost does not include to hack off and repair as agreed on survey)</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>3 no. existing sets of double doors to be removed and disposed.&nbsp;(1 no. frame to be left in situ)</li><li>Mag locks to be relocated to suit new door lay outs.</li><li>3 no. new 1 hour fire checked doors plus frames to be replaced ( dual action hinges to be installed to frame to allow doors to swing both ways)</li><li>3 no. new doors sets to come with vision panels and all door furniture.</li><li>Doors to be decorated (colours to be confirmed)</li><li>Site to be left clean and tidy.</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;12,890.00+VAT</strong></p><p>Breakdown</p><p>Labour&nbsp;( door installations)&nbsp; - &pound;2,070.00+VAT</p><p>Labour&nbsp;( decoration works) - &pound;590.00+VAT</p><p>Labour&nbsp;( Electrical) - &pound;710.00+VAT</p><p>Materials - &pound;8,890.00+VAT</p><p>Waste - &pound;480.00+VAT</p><p>Site protection and barriers - &pound;150.00+VAT</p><p>&nbsp;</p><p><strong>Option 2 scope of works - to install dual action doors using floor springs</strong></p><p>option 2 would be a compliant fire door unlike option 1.</p><p>Engie to issue flooring spec and paint colour details.</p><ul><li>Operatives to apply protective sheeting to work routes and working areas.</li><li>3 no. existing sets of double doors to be removed and disposed.&nbsp;(1 no. frame to be left in situ)</li><li>Existing floor vinyl to be uplifted to expose area where floor springs need to be installed</li><li>Concrete floors to be gunned out to make room for floor springs.</li><li>New dual action floor springs to be chopped into floor and set.</li><li>3 no. new 1 hour fire checked doors plus frames to be replaced.</li><li>Mag locks to be relocated to suit new door lay outs.</li><li>3 no. sets of fire rated doors to be installed</li><li>Doors to be decorated in situ.</li><li>Exposed floor areas to have latex installed</li><li>New vinyl flooring ( patch repair) to be installed ( we have based costs on a standard altro walkway cost)</li></ul><p><strong>Our total cost to carry out the above works out of normal working hours shall be &pound;22,312.90+VAT</strong></p><p>Breakdown</p><p>Labour&nbsp;( door installations)&nbsp; - &pound;2,070.00+VAT</p><p>Labour ( floor spring installation&nbsp;works) - &pound;1,535.00+VAT</p><p>Labour&nbsp;( decoration works) - &pound;590.00+VAT</p><p>Labour&nbsp;( Electrical) - &pound;710.00+VAT</p><p>Flooring works - &pound;4,554.90</p><p>Materials - &pound;10,948.00+VAT</p><p>Plant and cat scanning equipment - &pound;975.00+VAT</p><p>Waste - &pound;480.00+VAT</p><p>Site protection and barriers - &pound;450.00+VAT</p><p>&nbsp;</p>