<p>Upon a site visit to the above stated location, we have identified damage to the anti slip ramp .</p><p>Initially we have proposed to renew the damaged tiles alone. However after proposing this job to our purchasing department, they have identified that the particular type of tiles used in the existing ramp are not available in this size (200x200). We can only source them in 300x300.</p><p>Therefore as an alternative to resolve the issue, we propose to renew the entire ramp with an alternative tile, however these works have to be undertaken out of hours. After looking at the branches opening times&nbsp;our operative would be able to attend on a Saturday after 4PM and complete the job,&nbsp;next day&nbsp;Sunday.</p><p>The works undertaken are as follows:</p><ul><li>Operatives to erect necessary barriers and signage in order to restrict public access to work area.</li><li>To hack off and uptake the existing tiles.</li><li>To level and achieve the same fall on the ramp.</li><li>Allow&nbsp;subfloor&nbsp;to dry.</li><li>Re-bed with new pinhead 300x300&nbsp;tiles - allow to dry followed by grouting.</li><li>Uptake signage and barriers.</li><li>Site to be left clean and tidy.</li></ul><p>&nbsp;</p><p>Our total cost to carry out the above works after 4pm on Saturday and Sunday&nbsp;shall be: &pound;1,970.00</p><p>Please see our breakdown below:</p><p>Labour: &pound;1,320.00</p><p>Materials: &pound;600.00</p><p>Waste Disposal: &pound;50.00</p>