<p>&nbsp;</p><p><strong>A.&nbsp;&nbsp;</strong>Costs relating to use of additional crane time and specialist operatives to install 5 no. additional props prior to existing facade retention removal&nbsp;(as per Nick Edelstons specifications).</p><p>Crane hire - ROTO 30/40 x 5 days: &pound;2,310.00</p><p>Crane supervisor x 5 days: &pound;1,540.00</p><p>Slinger / signaller x 5 days: &pound;1,320.00</p><p>Total: &pound;5,170.00</p><p>&nbsp;</p><p><strong>B.&nbsp;&nbsp;</strong>Cost of hire, construction, erection and dismantling of 5 x additional props (via A Plant).</p><p>Hire costs of props including delivery and collection: &pound;5,963.90</p><p>GDC Supervisor x 10 days: &pound;2,700.80</p><p>4 x Multi trade operatives x 10 days: &pound;9,379.20</p><p>Total: &pound;18,043.90</p><p>&nbsp;</p><p><strong>C.&nbsp;&nbsp;</strong>Costs relating to removal of 5 additional props, including relocation to collection point.</p><p>Crane hire - ROTO&nbsp;30/40 x 5 days: &pound;2,310.00</p><p>Crane supervisor x 5 days: &pound;1,540.00</p><p>Slinger / signaller x 5 days: &pound;1,320.00</p><p>Total: &pound;5,170.00</p><p>&nbsp;</p><p><strong>D.&nbsp;&nbsp;</strong>Additional mechanical plant hire costs.</p><p>MEWP x 10 days: &pound;625.00</p><p>Mobile access tower x 6 days: &pound;185.00</p><p>Total: &pound;810.00</p><p>&nbsp;</p><p>Our total cost to carry out the above works in&nbsp;normal working hours shall be</p>