<p>GDC Building Services will initially soft strip the buildings of all fixtures and fittings prior to commencing the demolition of the buildings; once the buildings have been soft stripped the buildings will be demolished down to existing ground level.</p><p>All general waste materials arising from the demolition works will be removed and disposed of from site in a safe and correct manner, with the waste being taken to an appropriate licensed facility. Arising materials will be sorted and segregated for further recycling in order to facilitate the highest percentage of recyclables possible. All documentation such as waste transfer notes detailing the removal and disposal of the said waste will be recorded and kept on file on site. A (SWMP) site waste management plan will be systematically completed throughout the duration of the demolition works and presented to the client on practical completion of our contracted works.</p><p>We have allowed for access and egress to and from the site to be direct access, access into the site will be through a set of lockable vehicle gates that will be formed in the Heras fencing that is erected on the sites boundary in conjunction with existing fencing, the gates to the site will be locked during the demolition works when the gates are open they will be controlled by a sentry/banks man.</p><p>All machinery equipment and operatives will enter and leave the site via this route, with all due care and attention being given to passing pedestrians and motorists. The entrance area adjacent to the site gates will be kept clean and clear of mud and debris throughout the contract period.</p><p>Strategy for ensuring public highway is kept clean from mud and debris: Any dirty machinery equipment and vehicles will be cleaned prior to leaving the site. If during the contract period mud or debris is identified on the public highway operatives will immediately remove the mud and debris using brooms and shovels, if these methods are</p><p>not effective a road sweeper will be employed to undertake the removal of the mud and debris. The buildings are located in a mainly industrial area in Plumstead, the traffic and pedestrian movement in this area would be considered to be a meduim level based on our observations. During the works all necessary precautions required in protecting members of the general public and motorists will be implemented, these precautions will take the form of metal Heras fencing and adequate signage informing all interested parties to the ongoing activities that are being carried out. As a precaution a sentry/banks man will be positioned outside the work area and adjacent to the access gates to eliminate the potential risk of any unauthorized access onto the site when the site gates are open.</p><p>We feel that the environmental effect of the demolition works in relation to generating additional noise and dust levels are likely to be minimal and will not cause a significant problem, however all due care and attention will be given to controlling noise and dust levels during the demolition works. In addition all working methods associated with carrying out this contract will be chosen to reduce the impact on the surrounding area in regard to dust and noise. Dust During the demolition works water will be made available to suppress the dust levels that will be potentially created by the demolition process, excessive use of water will be controlled as not to make the working area slippery and unsafe for operatives and machinery to work in. The wetting of the buildings prior to the demolition process commencing will assist in reducing the risk of dust being produced and becoming airborne. Weather conditions will be continually monitored during the demolition works with importance being given to potential wind strengths and wind directions, if winds are deemed excessively strong works may be stopped to prevent dust becoming airborne and uncontrollable.</p><p>Noise<strong> </strong>the working methods during the demolition works will be chosen to reduce the impact on the surrounding area. All machinery and equipment used on the demolition works will be fit for purpose and regularly serviced and maintained in accordance with the manufacturer&#39;s recommendations in respect of noise and smoke emission levels; no machinery or equipment will be left idling for long periods when not in use with the use of horns being kept to a minimum.</p><p>Prior to any demolition works commencing at the site the immediate working area of the site will be secured, this will involve erecting then checking the boundary Heras fencing for any breaches and informing the client of such issues if identified, the Heras fencing will act to create an exclusion zone preventing any unauthorised persons or vehicles entering into the immediate working area. Demolition notices will be displayed and attached onto the fencing to inform site employees, other contractors and all other interested parties of the activities which are being carried out within this area.</p><p>It is proposed that the works be carried out in the following sequence:</p><ul><li>Welfare facilities</li><li>Site inductions</li><li>Establish safe working area</li><li>Confirmation of isolation and disconnection of all live services with client prior to commencing the demolition/dismantling works</li><li>Confirm establish works programme</li><li>Complete &nbsp;soft &nbsp;strip &nbsp;of &nbsp;all &nbsp;fixtures &nbsp;and &nbsp;fittings &nbsp;prior &nbsp;to &nbsp;demolition &nbsp;works commencing</li><li>Demolition of train shed building down to existing slab level</li><li>Clear and tidy site</li></ul><p>Our budget costs to undertake the safe demolition as listed above will be &pound;158.000.00</p>