<ul>
	<li>Operatives to apply protective sheeting to work routes and working areas.</li>
	<li>Operatives to isolate water supply, cap off and then disconnect the existing toilet, hand washing basin and shower</li>
	<li>Operatives to lift existing vinyl flooring and dispose of</li>
	<li>Operatives to remove existing ceiling tiles and dispose of</li>
	<li>Operatives to remove existing wall tiles and dispose of</li>
	<li>Operatives to remove existing bench/wall mounted hanging rack and dispose of</li>
	<li>Operatives to remove existing lighting/PIR sensor and dispose of</li>
	<li>Operatives to remove existing wall mounted hand dryer and dispose of</li>
	<li>Operatives to remove existing ceiling mounted extractor fan and dispose of</li>
	<li>Operatives to remove existing mounted distress alarm and set aside for reuse</li>
	<li>Operatives to remove existing mounted smoke detector head and set aside for reuse</li>
	<li>Operatives to remove existing mirror and dispose of</li>
	<li>Operatives to remove existing shower chair and dispose of</li>
	<li>Operatives to install new treated timber stud wall to create void for services. Install additional support on the right hand side wall for the new height adjustable bench</li>
	<li>Operatives to install new s/s pipe work to provide connections&nbsp;for the new height adjustable hand washing basin, new electric shower with easily accessible isolation valves for future works or repairs</li>
	<li>Operatives to extend current toilet pipework to suit new toilet position</li>
	<li>Operatives to provide new electrical connections to height adjustable basin, changing bench, hoist (installed by TD) and electric shower</li>
	<li>Operatives to prepare floor with self levelling screed, if required, then install new Altro non slip vinyl floor with hot welded joints with 100mm cap and cove upstand</li>
	<li>Operatives to install new floor mounted toilet with cistern</li>
	<li>Operatives to prepare the rear and right hand side wall to receive and install new Whiterock cladding floor to ceiling with welded joints</li>
	<li>Operatives to prepare the left hand side and rear walls and paint with 1no undercoat of emulsion then 1no overcoat of anti mould paint for a wet room environment</li>
	<li>Operatives to install new ceiling tiles suitable for a wet room environment, refit smoke detector head in previous position, refit disabled distress alarm above new toilet position and fit new ceiling mounted extractor fan. New disabled hoist to be fixed to concrete soffit position to be agreed with TD, rearrange ceiling tiles/grid around the anchor point to suit.</li>
	<li>Operatives to install 2no new 600x600 inset LED lights with emergency lighting back up in the event of power outages with pull cord switch on the inside of the entrance door</li>
	<li>Operatives to install new electric shower</li>
	<li>Operatives to install new wall mounted hand dryer in the same position as the previous dryer</li>
	<li>Operatives to new wall mounted hanging rack with 4no hooks</li>
	<li>Operatives to install new full height mirror in a suitable location</li>
	<li>&nbsp;</li>
	<li>Site to be left clean and tidy.</li>
</ul>
