<p><u><strong>Corridor/Postal Room</strong></u></p>

<ul>
	<li>Operatives to move existing desk/lockers/cabinets and paperwork etc&nbsp;from the postal room to corridor area as per drawing (no allowance has been made for the movement of any electrical/mechanical or comms equipment)</li>
</ul>

<p><u><strong>Judges Office / Canteen</strong></u></p>

<ul>
	<li>Operatives to install a plasterboard wall in the current staff amenity room - wall to have sound deadening material installed within and above the wall</li>
	<li>Operatives to separate the existing lighting circuit &amp; install new light switch to allow rooms to be operated separately (we are assuming current circuitry allows this)</li>
	<li>Operatives to install 2no flush fit double sockets to include usb points into the new wall (existing circuitry to be used)</li>
	<li>Operatives to install 1no floor socket box (4&nbsp;sockets 2 data points) into the judges side room</li>
	<li>Operatives to install 1no additional surface mounted socket in judges side by pillar - cabling to be installed in surface mounted trunking</li>
	<li>Operatives to install 3no new ceiling lights and reconfigure existing ceiling lights to maximise light spread</li>
	<li>Operatives to install 2no new diffuser grills to be fed by flexi ducting split from the existing AHUs in within the room</li>
	<li>Operatives to install comms cable from newly installed floor socket box to the comms cabinet (final connection to be made by &quot;others&quot;)</li>
	<li>Operatives to create an opening on the corridor side wall&nbsp;</li>
	<li>Operatives to install a fire rated door to match the existing door as best as possible within the newly opened space</li>
	<li>Operatives to install a clear pyroglass panel approx 300mm x 1000mm into the corridor wall</li>
	<li>Operatives to install blinds to newly installed FR glass panel</li>
	<li>Operatives to decorate the newly installed wall with 1no mist coat and 2no top coats of Dulux paint to match local area</li>
	<li>To issue a 3rd party accredited certificate for the fire door installation</li>
</ul>

<p><u><strong>Post Room Works</strong></u></p>

<ul>
	<li>Operatives to install 4no new ceiling lights</li>
	<li>Operatives to decorate room with 1no mist coat and 2no top coats of Dulux paint (colour to be confirmed)</li>
</ul>

<p><u><strong>Atrium Works</strong></u></p>

<ul>
	<li>Operatives to install 6no new wooden style LED horizontal strip lights</li>
	<li>Operatives to wire lights into existing circuitry present at the workface (no allowance has been made for BMS works, we have assumed the end caps in the atrium are suitable for us to connect to)</li>
	<li>Operatives to run black conduit surface mounted from the existing conduit to the newly installed light fittings&nbsp;</li>
	<li>To issue minor works certificate upon completion</li>
</ul>

<p>&nbsp;</p>

<p>We have assumed all electrical connections onto existing circuitry - any additional works to original circuits will be subjected to an uplift</p>

<p>We have assumed the AHUs in the canteen are capable of having 2no additional outlets installed</p>

<p>The fire door will be as close match as possible but this will not be an exact match - lead time on fire doors is approx 14 weeks</p>

<p>&nbsp;</p>
