<p><strong>Option 1</strong></p><ul><li>To place all necessary protection and barriers.&nbsp;</li><li>To install a new reception style front counter to the security control room, constructed of 32 mm laminated chipboard to match existing.</li><li>To alter the existing working situation for the C.C.T.V. operations area. So as to reverse the seating position.</li><li>All and any electrical isolations, installations and adaptions will be carried out by &#39;others&#39;.</li></ul><p>&nbsp;It is assumed that the work&nbsp;programme&nbsp;will allow uninterrupted&nbsp;works from Friday evening until Sunday.&nbsp; This work should be completed within one weekend.&nbsp;&nbsp;</p><p><strong>Breakdown</strong></p><p>Labour:&nbsp;&pound;4,800.00<br />Materials:&nbsp;&pound;2,750.00</p><p>Total Budget Cost: &pound;7,550.00</p><p><strong>Option 2</strong></p><ul><li>To install a new reception style front counter to the security control room, constructed of 32 mm laminated chipboard to match existing.</li><li>To further remove the existing door and frame leading from the security office into the loading bay and set aside for further use.</li><li>To infill the redundant opening using fair faced concrete blocks to match the existing.</li><li>To remove the existing view panel and clear from site.&nbsp;</li><li>To install the previously set aside door and frame in conjunction with a newly manufactured view panel.</li><li>The existing fire curtain system will of necessity require adaption, these works to be carried out by others.</li><li>All isolation works and electrical installations and adaptions to be carried out by others.</li><li>To carry out decoration works to newly installed and adapted masonry works.</li></ul><p>All works to be executed outside of normal working hours, with uninterrupted&nbsp;works allowed from Friday evenings until Sundays.<br />It is anticipated that the works will take 3 separate weekends to complete, all protections will be placed and removed at the end of each weekend to allow for normal working to commence on Monday mornings.</p><p><strong>Breakdown</strong></p><p>Labour:&nbsp;&pound;10.000.00<br />Materials:&nbsp;&pound;4,000.00<br />Waste:&nbsp;&pound;400.00</p><p>Total: &pound;14,400.00</p><p>Our total budget cost to carry out the above works out of normal working hours shall be</p>